| Aggregate Estimated Capacity to Project (tipcs4201m000) |  |
| Use this session to aggregate each project's capacity requirements on the basis of detailed project engineering of the project in order to determine the aggregated capacity-requirements by activity. Dependent on the value of the Critical Capacity for Planning field in the Work Centers (tirou0101m000) session, Man Capacity or Machine Capacity is used to calculate the aggregated capacity. You can decide to link activities to the customized operations during the aggregation process. This goes as follows: If the activity code in the Activities (tipcs4101m000) session has not been filled in, or if you indicated that the code can be overwritten, ERP LN first searches for an activity in which the task AND the work center of the activity match the task and the work center of the customized operation. If this activity code is not present, ERP LN searches for an activity in which the task OR the work center of the activity matches with the task or work center of the customized operation. If this activity code is not present, ERP LN searches for an activity in which the main work center of the activity matches the main work center of the customized operation. ERP LN, finally, reports if the customized operation cannot be linked to an activity. Related topics Network planning To use From and To fields
Fields | Description
Project | A collection of manufacturing and purchasing actions that are performed especially for a particular customer order. A project is initiated by a customer order for items having a To Order order policy. The purpose of a project is to plan and coordinate the production of these items. For a standard-to-order production, the project is only used to link the item with the customer order. Otherwise, a project can include: Customized item data (BOMs and routings) Project planning (activity planning) A budget is a special type of project. A budget is used to plan and estimate, not to carry out production.
Link Operations to Activities | If this check box is selected, the customized operations are automatically linked to an activity in the activity network. This goes as follows: If the activity code in the Activities (tipcs4101m000) session has not been filled in, or if you indicated that the code can be overwritten, ERP LN first searches for an activity in which the task AND the work center of the activity match the task and the work center of the customized operation. If this activity code is not present, ERP LN searches for an activity in which the task OR the work center of the activity matches with the task or work center of the customized operation. If this activity code is not present, ERP LN searches for an activity in which the main work center of the activity matches the main work center of the customized operation. ERP LN, finally, reports if the customized operation cannot be linked to an activity.
Overwrite Activity Code | If this check box is selected, the customized operations which have already been linked to an activity are re-linked to an activity in the activity network.
Commands | Description
Continue | Executes the process that you set up in this session.