| Performance Measurement OBS/Cost Type (tpppc5561m000) |  |
| Use this session to list performance measurement data for a project at the OBS/cost type level. Note If you have started this session by zooming, you can only find and select a record. To maintain records in an overview/maintain session Related topics To register cost forecast
Fields | Description
Project | The project code.
Generate Code | The generated codes store information about the generation of performance measurement data.
OBS Element | The organization breakdown structure (OBS ) element to which the data belongs.
Currency | The currency that is displayed is one of the home currencies. In performance measurement the currency array can be four deep. If you use an independent currency system you can rotate between four currencies. In a dependent situation you can rotate between the project and the home currencies. Related topics Currency systems
Currency | The currency. Related topics Currency systems
Cost Type | A way of categorizing cost objects and control codes according to the nature of the costs that they represent. ERP LN Project distinguishes five cost types: Materials Labor Equipment Subcontracting Sundry Costs
Cost Control Period | The year in which the transaction must be posted to the project history for cost control. The default value of this field is the year of the date of input's cost-control period. If the Cost Control Period = Fiscal Period check box in the PPC Parameters (tpppc0100s000) session is selected, the current fiscal year is the default value for this field.
Cost Control Period | The cost period.
Planned Value | The period amount of scheduled work.
Earned Value | The period amount of performed work.
Actuals | The period amount of actual work.
Schedule Variance | The difference between the budget and the earned value.
Cost Variance | The difference between the earned value and the actual costs. The cost variance is calculated as follows: Performed - Actuals
Actuals | The period amount of actual work.
Cost Variance | The difference between the earned value and the actual costs. The cost variance is calculated as follows: Performed - Actuals
Planned Value | The period amount of scheduled work.
Earned Value | The period amount of performed work.
Actuals | The period amount of actual work.
Schedule Variance | The difference between the budget and the earned value.
Cost Variance | The difference between the earned value and the actual costs. The cost variance is calculated as follows: Performed - Actuals
Actuals | The period amount of actual work.
Cost Variance | The difference between the earned value and the actual costs. The cost variance is calculated as follows: Performed - Actuals
EAC | The estimated amount at completion.