| Planned Start and Planned Finish Time of Copied Activities |  |
| Infor ERP LN calculates the planned start time and planned finish time of copied activity, based on the following formula: Planned Start Time = Target Date + (Planned Start Time - From Date) Planned Finish Time = Target Date +(Planned Finish Time - From Date) Important! If the calculated Planned Start Date is not a working day as per the calendar, the next working day is considered. Note It is not necessary that planned activities are copied immediately from the date you specify in the From Date field in the Target group box. Example The following planned activities are available for the year 2007 Planning Available for year 2007 01-Jan-07 01-Apr-07 01-Jul-07 01-Oct-07 Following are the vaues in the Planned Start Time and Planned Finish Time fields of the source activity, in the Planned Activities (tsspc2100m000) session: Planning Available for year 2007 01-Jan-07 Planned Start Time = 01-Jan-07 Planned Finish Time = 01-Jan-07 01-Apr-07 Planned Start Time = 01-Apr-07 Planned Finish Time = 01-Apr-07 01- Jul-07 Planned Start Time = 01- Jul-07 Planned Finish Time = 01- Jul-07 01-Oct-07 Planned Start Time = 01-Oct-07 Planned Finish Time = 01-Oct-07 Following are the values in the From Date and To Date fields in the Source group box, in the Copy Planned Activities (tsspc2280m000) session: From Date = 01-Jan-07 To Date = 31-Dec-07 The value in the From Date field in the Target group box is 1- Jan - 08. The planned start time and planned finish time of the copied activity is calculated as follows. Copied Activities 01-Jan-08 Planned Start Time = 01-Jan-08 Planned Finish Time = 01-Jan-08 01-Apr-08 Planned Start Time = 01-Apr-08 Planned Finish Time = 01-Apr-08 01- Jul-08 Planned Start Time = 01- Jul-08 Planned Finish Time = 01- Jul-08 01-Oct-08 Planned Start Time = 01-Oct-08 Planned Finish Time = 01-Oct-08 Related topics Copy Planned Activities (tsspc2280m000) |