| Project Structure (tipcs2115m000) |  |
| Use this session to maintain the project structure using main and subprojects. Recording a project structure is especially important for extensive projects in an engineer to order situation. Note If you have started this session by zooming, you can only find and select a record.
Fields | Description
Main Project | Type in the code of the main project for which you want to enter and/or display the project structure data. This code must have been recorded beforehand in the Projects (tipcs2101m000) session.
Status | Indicates the current progress of the project.
Subproject | Enter the code of the subproject for which you want to enter the project structure data. The project structure data must have been recorded beforehand using the Project Structure (tipcs2115m000) session. Note A subproject is a lower-level project which is part of a main project. It should not be confused with a project part.
Main Project Activity Start | Describes the activity in the network planning for the main project and determines the planned start date for the subproject. Enter the code of the activity in the network planning for the main project, in which case execution of the subproject should be completed. This code must have been recorded before hand using the Activities (tipcs4101m000) session. If you do not fill a start and end activity for the subproject, the start and completion date for that subproject is equated with the start and completion date for the main project.
Main Project Activity End | Describes the activity in the network planning for the main project and determines the planned finish date for the subproject. Enter the code of the activity in the network planning for the main project, in which case execution of the subproject should be completed. This code must have been recorded before hand using the Activities (tipcs4101m000) session.