| To generate budgeted costs work scheduled |  |
| Use the Generate Time Phased Budget (tpptc5200m000) session to make the budget time-phased for a selected time-phased-budget-analysis code and top down budget version. The output of this session is the BCWS or budgeted costs of work scheduled. You can run the session for one or a range of projects. The following details default from the Time Phased Budget Analysis Codes by Project (tpptc5120s000) session, but you can override them in the Generate Time Phased Budget (tpptc5200m000) session: The analysis time and exchange rate type. The method for determining the current top down version. The permitted baseline status value(s). The calculation of the BCWS depends on the earned-value-method-related data of the activities, which are used as leaf nodes in the version. The BCWS of those activities will be aggregated through the whole BCWS. You can view the BCWS with the Time Phased Budget (Planned Value by Period) (tpptc5521m000) session, and print a report with the Print Planned Value by Period (tpptc5421m000) session. Related topics To use a time-phased budget To use earned value related data To use distributed amounts To create a time phased budget analysis code |