| Physical Progress by Element/Sundry Cost (tpppc1500m000) |  |
| Use this session to list progress for the combination of the element cost object and the sundry costs cost object.
Fields | Description
Project | The project code.
Description | The description or name of the code.
Status | The project status.
Date | The date for which forecast will be generated.
Prog. Reg. Level | This field determines how the progress for the cost type sundry costs is recorded in project monitoring.
Element | The element code.
Description | The description or name of the code.
Status | The work authorization status of the element.
Sundry Cost | The sundry-cost code's code. If the Sndry Cost Phys. Progr. field in the Project (tppdm6100s000) session is set to Cost Object, you can select a budgeted cost object. If the field is set to Control Code, you can select the control code for a budgeted cost object. Related topics sundry costs
Sundry Cost | The description or name of the code.
Report Completed | This field indicates whether the selected cost object has been reported as completed. A cost object can be reported as completed even if the progress is not 100%, as shown in the following example. In the Project Planning module you have budgeted 100 cubic meters of soil. However, only 80 cubic meters of soil need to be deposited. Once the work is ready, select this field and enter 80% in the Phys. Progress [%] field because you only needed 80% of the total budgeted quantity. If the progress is not 100%, the difference when compared to the budget can be settled, if: The To be Settled check box in the Element (tpptc1100s000) session is selected for the selected element. The selected cost object belongs to an extension for which the Extension Type field in the Extension (tpptc0110s000) session is set to Quantities to be Settled.
Phys. Progress [%] | The progress of the selected cost object or control code expressed as a percentage of the total budgeted quantity or time. You can maintain this field for the selected cost object or project only if the Register Progress field in the Project (tppdm6100s000) session is Yes. The value of the above field does not have an influence if the Reported Completed check box is not selected. You can always enter the progress. If the Physical Progress > 100% Allowed check box in the PPC Parameters (tpppc0100s000) session is selected, you can enter a progress greater than 100%. Example In the Project Planning module you budgeted 100 cubic meters of soil. However, you deposited an additional 20 cubic meters. In this case, you enter 120%.
Commands | Description
Print Physical Progress by Element/Cost Object | Starts the Print Physical Progress by Element/Cost Object (tpppc1420m000) session which prints details of the progress of elements for a project.
Print Element Physical Progress Form | Starts the Print Element Physical Progress Form (tpppc1450m000) session which prints a form showing progress details for elements.
Print Physical Progress Form by Element | Starts the Print Physical Progress Form by Element (tpppc1428m000) session which prints a form showing progress details of the history of elements.
Print Physical Progress Form by Element/Cost Object | Starts the Print Physical Progress Form by Element/Cost Object (tpppc1421m000) session which prints a form showing progress details for a combination of element and cost object.