| Generate Extension Physical Progress from Activity Progress (tpppc1255m000) |  |
| Use this session to generate progress for the extensions from the available activity progress, for the following sessions: Physical Progress by Extension/Material (tpppc1180s000) Physical Progress by Extension/Labor (tpppc1182s000) Physical Progress by Extension/Equipment (tpppc1184s000) Physical Progress by Extension/Subcontracting (tpppc1186s000) Physical Progress by Extension/Sundry Cost (tpppc1187s000) Using this session, you need not enter the progress in the above sessions. The generated progress is based on the progress from the following sessions: Physical Progress by Activity/Material (tpppc1140s000) Physical Progress by Activity/Labor (tpppc1141s000) Physical Progress by Activity/Equipment (tpppc1142s000) Physical Progress by Activity/Subcontracting (tpppc1143s000) Physical Progress by Activity/Sundry Cost (tpppc1144s000) Progress can only be generated if the selected projects meet the following conditions: The project status is Active. The Register Progress field in the Project (tppdm6100s000) is set to Yes. Depending on the value of the fields listed above, in the Project (tppdm6100s000) session, progress is maintained at the level of cost object codes or cost control codes. Related topics To use progress processing
Fields | Description
Physical Progress Date | The date for which the progress data must be generated.