| Physical Progress by Element/Labor (tpppc1122s000) |  |
| Use this session to maintain the progress for the combination of the element and labor cost object. Related topics To use progress To use progress processing To use progress result
Fields | Description
Project | The project code.
Description | The description or name of the code.
Project | The project's current status.
Date | The date the progress for this particular project and its element or activity is entered.
Element | The code that identifies the element.
Description | The description or name of the code.
Status | The work authorization status of the element.
Labor | The labor code. If the Labor Phys. Progress field in the Project (tppdm6100s000) session is set to Cost Object, you can select a budgeted cost object. If the field is set to Control Code, you can select the control code of a budgeted cost object. Related topics labor
Description | The description or name of the code.
Labor Phys. Progress | This field indicates whether the progress for the cost type Labor is recorded in project monitoring by cost object or control code.
Budget Quantity | The budgeted quantity of the labor.
Unit | The unit defined for the budget line of the cost type.
Reported Completed | This field indicates whether the selected cost object has been reported as completed. A cost object can be reported as completed even if the progress is not 100%, as shown in the following example. In the Project Planning module you have budgeted 100 cubic meters of soil. However, only 80 cubic meters of soil need to be deposited. Once the work is ready, select this field and enter 80% in the Phys. Progress [%] field because you only needed 80% of the total budgeted quantity. If the progress is not 100%, the difference when compared to the budget can be settled, if: To be Settled check box in the Element (tpptc1100s000) session is selected for the selected element. The selected cost object belongs to an extension for which the Extension Type field in the Extension (tpptc0110s000) session is set to Quantities to be Settled.
Phys. Progress [%] | The progress of the selected cost object or control code, expressed as a percentage of the total budgeted quantity or time. You can maintain this field for the selected cost object or project only if the Register Progress field in the Project (tppdm6100s000) session is set to Yes. The value of the above field does not have an influence if the Reported Completed check box is selected. You can always enter the progress. If the Physical Progress > 100% Allowed check box in the PPC Parameters (tpppc0100s000) session is selected, you can enter a progress greater than 100%. Example In the Project Planning module you budgeted 100 cubic meters of soil. However, you deposited an additional 20 cubic meters. In this case, you enter 120%.
Phys. Progress [Qty.] | The progress of the selected cost object or control code, expressed as a quantity or amount of time.