| Print Estimated vs. Actual Hour Costs (ticst0402m000) |  |
| Use this session to print a report that contains the estimated and actual hour costs of a production order's labor, machines, overhead and subcontracting. Related topics Order planning and order calculation To print a document or a report To use From and To fields
Fields | Description
Production Order |
Work Center |
Costing Work Center | A work center, when linked to a planning work center, that is used to calculate the end item unit costs, WIP transfers, and production results. The financial transactions related to production orders are then posted to the costing work center. The link between a costing work center and a planning work center enables you to replan production order operations. If required, you can change the work center that is used to carry out an operation without disturbing the costing process.
Print by Costing Work Center | If this check box is selected, you can select a range of costing work centers for which the estimated and actual hours costs are printed.
Print by Work Center | If this check box is selected, you can select a range of work centers for which the estimated and actual hours costs are printed.
Currency for details | Select in which currency the costs must be printed. Note If the Currency System of your company is Single or Dependent, this field is enabled. If the Currency System of your company is Independent, this field is disabled and displays Reference.
Currency for totals | ERP LN prints the cost amounts in this currency. Note In the Currency for details field you can select in which currency the costs must be printed. If you select Currency Total in the Currency for details field, you can enter a currency in this field. Related topics To use currencies
Print Actuals Details by Operation | If this check box is selected, ERP LN prints the actual breakdown of costs which originates from People and the Purchase Control module.
Print only if actual costs are higher then | Production orders are printed on the report if the production order's total actual hours costs are higher then the specified estimated costs' percentage.
Print only if actual costs are lower then | Production orders are printed on the report if: The production order's total actual hours costs are lower then the specified estimated costs' percentage. The production order's status is at least To be Completed. Low costs can indicate costs that were incorrectly registered, for example, if hours accounting is not done properly. Note If this check box is selected, production orders that are Active, Released, or Planned are never printed.
Print corrected Estimates (based on progress) | If this check box is selected, ERP LN corrects the calculated estimates on the basis of the quantities reported in the production order planning.
Print Closed Orders Only | If this check box is selected, ERP LN prints only the costs of production orders with the Closed status. Related topics Production order status
Actual Closing date | Production orders are printed on the report if they are closed within the specified date range.
Commands | Description
Print | Prints the entered selection.