| # Possible values Reschedule in The order must be delivered earlier. There is a discrepancy between the delivery date on the order and the required delivery date. This can be caused by: The start date of the element (or, if not available, the project) being moved up The start date of the activity budget line being moved up (either manually or as a result of changes in the external scheduling package) The delivery date of the order being deliberately postponed Reschedule out The order must be delivered later. There is a discrepancy between the delivery date on the order and the required delivery date. This can be caused by: The start date of the element (or if not available, the project) being postponed The start date of the activity budget line being postponed (either manually or as a result of changes in the external scheduling package) The delivery date of the order being deliberately moved up Cancel |