| # Subcontracting Cost Forecast (tpppc2176s000) Use this session to maintain cost forecast for the combination of the project and the registration date for different subcontracting codes. These values are used to compute forecast amounts in control enquiries and report sessions. Related topics To register cost forecast Project The project code. Description The description or name of the code. Status The project status. Registration Date The date of input for the forecast deviation of costs. Element The element code. Related topics element Description The description or name of the code. Status The work authorization status of the element. Activity The activity's code. Related topics activity Description The description or name of the code. Status The work authorization status of the activity. Subcontracting The subcontracting code. Description The description or name of the code. Cost Component The cost component code. Description The description or name of the code. Forecast Quantity The cost object's quantity. Forecast Quantity The cost unit. Cost Price A generally accepted medium of exchange such as coins, treasury notes, and banknotes. The following currency types are available in LN: Home currency, which is used internally by companies to calculate costs, record budgets, and register tax amounts Transaction currency, which is used in transactions with business partners, such as orders and invoices Cost Price The cost price per unit. Rate/Rate Factor A charge or payment fixed according to a standard scale, for example, the currency rate of the transaction. Rate/Rate Factor The factor by which the amount in the transaction currency or the invoice currency is divided before LN converts it to a home currency. A rate factor is often used for currencies that have a relatively low price, for example, Korean Won. Text If this check box is selected, a text is present. Est. Extra Costs The amount you enter here is the estimated extra costs on top of your already estimated budget. Est. to Complete The estimate to complete value is the expected additional cost needed to complete an activity or project. Est. at Completion The Estimated Cost at Completion value is used to determine what the cost is at the end of a project. Budget The total budget amount. Performed The budgeted costs according to the progress at the end of the current period. In most cases, LN calculates the performed as follows: performed = budgeted amount * progress Phys. Progress The progress percentage. Actual The actual amount spent. Variance The project result. Forecast Variance The forecast project result. Default Cost Price Use this function to read the default cost price of the subcontracting into the displayed record. Print Cost Forecast by Cost Object Starts the Print Cost Forecast by Cost Object (tpppc2416m000) session which prints the forecast for the final result. |