| # Launch Estimate to Budget (tpest2200m000) Use this session to launch a budget from the estimate line. The budget lines must be deleted, because the launched estimate lines do not overwrite the budget lines. All estimate-version structure types cannot be launched. Defaults On the Defaults tab, you must enter values for the default fields. These values are used if LN cannot find the values in the estimate version and tries to launch the estimate project. Note To include the indirect cost/surcharges in an estimate version, you must either set the surcharge amount on the budget lines to zero, or modify the estimate lines with indirect cost to direct costs, when you launch an estimate. Use the sundry costs to update the budget with the surcharges. In the Launch as Sundry Lines group box, select the Surcharge Amount, Escalation Amount, and the Contingency Amount check boxes to balance the total value of the estimate and the budget. Related topics To launch an estimate to a budget Launch Estimate Source Project The project code. Status The project status. To launch an estimate to a project budget, the project status must be Free or Active. Version The estimate version code. Status The estimate version status can be Free or Final if you launch an estimate. If the estimate-version status is Free, you can add structures to the estimate version, change the version amount, and so on. For example, you can still change the primary structure for one of the other additionally added structures. If the estimate-version status is Final, the estimate version is frozen. You can only change the status back to Free and/or change the sort structure. Launch Options Top-Down Budget If this check box is selected, the top-down budget is launched. Element Budget If this check box is selected, the element budget is launched. Activity Budget If this check box is selected, an activity budget is launched. Relaunch Estimate lines If this check box is selected, you can relaunch estimate lines. Note In the budget, you must delete the previously launched estimate lines. Explode Reference Activity to Budget If this check box is selected, LN checks the reference activity and creates budget lines based on the resources linked to the reference activity and the mapping defined for the resources and the project cost objects. If this check box is cleared, LN links the reference activity to the project activity. To link multiple reference activities to a project activity, LN creates additional activities that are linked to each reference activity. Launch as Sundry Lines Surcharge Amount If this check box is selected, the surcharge amounts of the estimate are added as a budget line with the Sundry Costs cost type. Surcharge Amount The surcharge amounts of the estimate are added as a budget line with the Sundry Costs cost type. Escalation Amount If this check box is selected, the escalation amounts of the estimate are added as budget lines with the Sundry Costs cost type. Escalation Amount The escalation amount of the estimate added as budget lines with the Sundry Costs cost type. Contingency Amount If this check box is selected, the contingency amount of the estimate is added to the project as a budget line with the Sundry Costs cost type. Contingency Amount The contingency amount of the estimate is added to the project as a budget line with the Sundry Costs cost type. Target Budget Version The top-down budget version. Plan The plan code. The plan can differ from the plan of the estimate version. However, the plan must be the project’s leading plan. Extension The extension code. The estimate lines of this extension are launched as budget lines. Note You can link an extension only if you have linked a structure of type Extension in the Estimate Versions (tpest1100m000) session. Report Options Information Messages If this check box is selected, a process report is printed which displays the information and error messages that occur during launching. All information and error messages can be viewed in the Message Log (tpest0505m000) session. Errors If this check box is selected, a process report is printed which displays the information and error messages that occur during launching. All information and error messages can be viewed in the Message Log (tpest0505m000) session. Defaults Budget Data Element The element linked to the project. Activity The activity linked to the project. Cost Component Cost Type The default cost type for estimate lines which do not have a cost type specified on the line. Budget Status The status of the budget lines created by the launch of the estimate to budget. Cost Object Material If the cost type is Materials and the estimate line does not have a cost object, budget lines will be created for this cost object. Labor If the cost type is Labor and the estimate line does not have a cost object, budget lines will be created for this cost object. Equipment If the cost type is Equipment and the estimate line does not have a cost object, budget lines will be created for this cost object. Subcontracting If the cost type is Subcontracting and the estimate line does not have a cost object, budget lines will be created for this cost object. Sundry Cost If the cost type is Sundry Costs and the estimate line does not have a cost object, budget lines will be created for this cost object. Unit The unit code. Note Units are decided based on the units specified in the estimate lines. If the unit specified is different from the units of the standard cost object then based on the user’s input on the launch form new cost object is generated Time Unit The time unit code. Note Units are decided based on the units specified in the estimate lines. If the unit specified is different from the units of the standard cost object then based on the user’s input on the launch form new cost object is generated Cost Object Generation Cost Object Not Filled Material If this check box is selected, with an empty cost object code on the estimate line, a default code is generated, or a default cost object is used to generate a project-specific cost object. Labor If this check box is selected, with an empty cost object code on the estimate line, a default code is generated, or a default cost object is used to generate a project-specific cost object. Equipment If this check box is selected, with an empty cost object code on the estimate line, a default code is generated, or a default cost object is used to generate a project-specific cost object. Subcontracting If this check box is selected, with an empty cost object code on the estimate line, a default code is generated, or a default cost object is used to generate a project-specific cost object. Sundry Costs If this check box is selected, with an empty cost object code on the estimate line, a default code is generated, or a default cost object is used to generate a project-specific cost object. Cost Object of type 'Control Code' Material If this check box is selected, the corresponding values entered in the Number Group and Series group box in the General Parameters (tppdm0100s000) session are used. As a result, when a control code is linked to an estimate line, a new cost object code is generated by adding a sequence number to the control code. The length of the sequence number depends on the maximum length value, and on the length of the cost object code that is defined in the data dictionary. Labor If this check box is selected, the corresponding values entered in the Number Group and Series group box in the General Parameters (tppdm0100s000) session are used. As a result, when a control code is linked to an estimate line, a new cost object code is generated by adding a sequence number to the control code. The length of the sequence number depends on the maximum length value, and on the length of the cost object code that is defined in the data dictionary. Note LN always assigns the next free sequence number to the control code. Equipment If this check box is selected, the corresponding values entered in the Number Group and Series group box in the General Parameters (tppdm0100s000) session are used. As a result, when a control code is linked to an estimate line, a new cost object code is generated by adding a sequence number to the control code. The length of the sequence number depends on the maximum length value, and on the length of the cost object code that is defined in the data dictionary. For example, control code 20 appears twice and the length of the sequence is two digits. The codes 2001 and 2002 are generated. The maximum number of positions of the equipment code is 10. The original code entered in the Estimate Lines (tpest2100m000) session must contain less than 10 positions so that a sequence number can be assigned. Subcontracting If this check box is selected, the corresponding values entered in the Number Group and Series group box in the General Parameters (tppdm0100s000) session are used. As a result, when a control code is linked to an estimate line, a new cost object code is generated by adding a sequence number to the control code. The length of the sequence number depends on the maximum length value, and on the length of the cost object code that is defined in the data dictionary. Sundry Costs If this check box is selected, the corresponding values entered in the Number Group and Series group box in the General Parameters (tppdm0100s000) session are used. As a result, when a control code is linked to an estimate line, a new cost object code is generated by adding a sequence number to the control code. The length of the sequence number depends on the maximum length value, and on the length of the cost object code that is defined in the data dictionary. Conversion Factors Conversion Factors The conversion factor for the item. Allowed values Yes: LN copies the conversion factors to the target item, and approves them directly. No: LN copies the conversion factors to the target item. However, you must use the Conversion Factors (tcibd0103m000) session, to approve the conversion factors manually. Not Applicable: LN copies the conversion factors to the target item. The approved conversion factors remain approved, and the unapproved conversion factors remain unapproved. Launch Launches the estimate to the budget. Message Log Starts the Message Log (tpest0505m000) session which displays the messages that are created during the top-down consistency check, or during the launch to budget process. |