| # Example 1: Activity has not yet started Activity A has not yet started. No hours have been spent, there is no project structure, and there is no detailed capacity planning. Activity duration (project days): 15 Rough capacity requirement : 200 Earliest start date : day 4 week 44 year 92 Percentage completed : 0% The current date lies before the earliest start date. The following figure depicts activity A being carried out:
W | Workdays
_ | Non-workdays
The capacity load table assigned to the activity is shown in the following figure: The capacity for activity A is 200 hours. The capacity load per week is as follows:
Week | Number of days | Percentage of Activity Duration | Percentage of Capacity Requirement | Difference Compared to Prev. Wk. | Capacity Requirement (per Week)
44-92 | 2 | 13% | 17.3% | 17.3% | 34.6
45-92 | 6 | 40% | 40.0% | 22.7% | 45.4
46-92 | 9 | 60% | 40.0% | 0.0% | 0.0
47-92 | 12 | 80% | 70.0% | 30.0% | 60.0
48-92 | 12 | 80% | 70.0% | 0.0% | 0.0
49-92 | 15 | 100% | 100.0% | 30.0% | 60.0
Related topics Example 2: Activity has already started |