| # Ownership Use the Net Change option to synchronize activities and budget lines updates in LN and Microsoft Project. The ownership decides how the update is carried out. Microsoft Project > LN Project Activities are scheduled; they receive actual dates and a progress indication, if any. Milestones are scheduled; they receive actual dates, with the exception of milestones linked to customized items, which are always owned by LN. Budget lines receive related start and finish dates including additions, deletions, or both. The budgeted quantity of a budget line can be changed from the Microsoft Project side, and the value is updated to LN if LN is the owner. LN Project > Microsoft Project Activity tasks are updated: structure changes, received additions, or deletions, or both. Milestones receive additions, deletions, or both. Budget-line tasks receive budget line quantity, additions, deletions, or both. Activities / budget relationship are updated: the relationship can be changed, added or deleted, or both. Calendar information comes from LN. Maximum number of units available, calendar/availability type for resource comes from LN. Microsoft Project is used only for simulation. |