| # Resources - Performance Indicators (cprao2560m000) Use this session to view the performance indicators of several resources simultaneously. In this way you can compare the performance of resources. Use the Find Record icon on the toolbar to select a scenario, a plan level, and a resource. On the View menu, you can select the order by which resources are sorted. This helps you analyze the resources on the basis of a particular performance indicator. If no performance indicators are shown for the selected scenario and plan level, start the Performance Indicators (cprao2201s000) session from the General Menu to compute the indicators of the resource for that scenario and plan level. Note When there is a change in the data on which the computation is based (for example, capacity information), the performance indicators are not automatically updated. Start the Performance Indicators (cprao2201s000) session from the General Menu, select the appropriate scenario and the concerned resource, and click the Compute Indicators command to recompute them. For an explanation of each performance indicator, see the help information of the performance indicator fields. Note All indicator computations that are carried out for a range of plan periods start with the plan period in which the current date falls. For instance, when the field help information states that an indicator is computed for all plan periods, you must keep in mind that plan periods which lie completely in the past are ignored. If you have started this session by zooming, you can only find and select a record. Related topics Performance indicators in Enterprise Planning Scenario The scenario for which LN displays the performance indicators of the resources. Plan Level The plan level for which LN displays the performance indicators of the resources. Resource The resource for which LN displays the performance indicators. Computation Date The date on which LN computed the performance indicators of the resource. Cap. Use (Planned) Production The capacity that is used by several types of orders and activities, expressed as a total value for all plan periods. LN computes the value of this field by adding up the values of the following fields in the Resource Master Plan (cprmp3501m000) session: Planned Orders Capacity Use SFC Orders Capacity Use Service Orders Capacity Use PCS Activities Capacity Use Critical Capacity Requirements The capacity that is used for critical capacity requirements in master planning, expressed as a total value for all plan periods. LN computes the capacity used for critical capacity requirements as the sum value of the Cap. Used for Crit. Cap. Requirements field in the Resource Master Plan (cprmp3501m000) session. Related topics Master planning, an overview Horizons and time fences Free Cap. (hours) The free capacity of a resource, expressed as a total value for all plan periods. Used data LN computes it as follows: From the Resource Master Plan (cprmp3501m000) session: Available Capacity From this session: Cap. Use (Planned) Production Critical Capacity Requirements Average Utilization (%) The average relative capacity utilization of a resource, expressed as an overall percentage for the total capacity of all plan periods. Used data LN computes the average utilization as follows: From this session: Free Cap. (hours) From the Resource Master Plan (cprmp3501m000) session: Available Capacity Production Costs The production costs of the selected resources, expressed as a total amount for all plan periods. LN computes the total production costs as follows: Total required capacity * hourly production costs The total required capacity is the sum of the following fields in the Resource Master Plan (cprmp3501m000) session: Cap. Used for Crit. Cap. Requirements Planned Orders Capacity Use SFC Orders Capacity Use Service Orders Capacity Use PCS Activities Capacity Use The hourly production costs are based on work center data from the execution level (see the Work Centers (tirou0101m000) session). |