| # Generate Physical Progress from Planning (tpppc1240m000) Use this session to copy the progress of the activity (planning) to the activity and element progress (production). Data is copied to the following sessions: Physical Progress by Activity/Material (tpppc1140s000) Physical Progress by Activity/Labor (tpppc1141s000) Physical Progress by Activity/Equipment (tpppc1142s000) Physical Progress by Activity/Subcontracting (tpppc1143s000) Physical Progress by Activity/Sundry Cost (tpppc1144s000) In addition, the cost objects are copied from the control data. The percentage completed is calculated as follows: (performed by element/budgeted costs by element) x 100% The performed by element are determined by adding up all quantities of the cost objects, for each cost type. The budgeted costs are computed by multiplying the performed with the progress of the activity (see the Activity Physical Progress (tpppc1560m000) session). Depending on the value of the fields in the Projects (tppdm6100m000) session, progress is maintained at the level of cost object codes or cost control codes. Physical Progress Date The date for which the progress data must be generated. Overwrite Existing Data If this check box is selected, the progress that is newly generated for existing lines replaces the old generated control data progress of these lines. What remains is the new progress. If this check box is cleared, LN will leave the lines that were deleted after generating control data in tact in the history when you generate new progress here. For lines that new progress is generated for, the old lines will be updated. |