| # Données de base In General Project Data, the master data used in LN is centralized for use across projects. Most of these tables are used for grouping, sorting, and reporting projects, and also as various dimensions for financial postings. Projects The project data defines all aspects of the project. The project status is important for following the right course throughout the project lifecycle. Project-PCS relationships Link a project to a PCS project in Fabrication. A PCS project can be used to produce a generic item, customized item, or standard item. The relationship between the two project codes is established when you specify a PCS project item on a material budget line in Projet. Project interim results View the interim financial results of a selected project. Interim results are the temporary financial resultsduring a project. You can transfer these results to the profit and loss account. Two interim result types exist: Interim Result Costs (transactions associated with costs) Interim Result Revenues (transactions associated with revenues) Plans You can specifiy the activity structure, schedule, and start and end dates. You can maintain alternative plans for a single project. The active plan is the plan that you use to track your progress. Update work authorization status You use a formal authorization procedure to begin work on a specific element or activity. This process ensures that the authorized work is done at the right time and in the proper sequence. Project - Documents You can maintain details for project-specific documents. Documents are grouped by the defined document type. Project - Third Parties You can maintain project-specific details of third parties. A third party is a person or organization with an indirect or non-contractual interest in a project, for example, a government body or regulatory agency. Extensions Extensions are specific agreements within or in addition to the initial contract. An extension is an agreement that is outside the initial contract with the sold-to business partner. Extensions can be assigned to the bottom-up budget. The relation to the budget is defined in the initial budget and/or the budget adjustment detail lines. There are four extension types: Modification du champ d'application Montant provisoire Compensation des fluctuations de prix Quantités à régler Project deliverables Depending on the Budget par setting at the project level, you can define deliverables for an element or activity. If the project is budgeted by element and controlled by activity, you must link an activity to the element project deliverable. Labor You use labor codes to control the costs for a specific labor code or for a group of labor codes. The labor rate determines what cost and sales rates are used in budget lines and in hours registration. Sundry costs Sundry cost objects can be standard or project-specific. The cost object is related to a control code for cost-controlling purposes. Update project prices and rates You can globally update rates and prices of project-specific cost objects and labor rates. This covers cost objects of the types labor, subcontracting, equipment and sundry cost. Revenue codes You can specify project-specific revenue. revenue codes. These codes relate to a particular project only. Revenue codes are used to group invoiced amounts that have the same invoice type, so that you can analyze revenue history. Surcharges You use surcharges to calculate the indirect costs of the budget in the Budgeting module and/or the actual indirect costs of the budget in the Project Production Control module. Convert project and budget currency You can run a currency conversion for: Project currency Budget line currency Both currencies Utilisation de procédures de projet A project procedure includes the required steps to execute a project. You can specify the steps required to apply and execute project procedures, such as updating budget status, generating control data and so on. |