<?xml version="1.0" encoding="utf-8"?>
<ManualTopic ID="/baanerp/tp/onlinemanual/000034" xml:lang="en">
   <Header>
      <Title>To use rescheduling messages</Title>
      <Keyword type="header" order="d1e2607559">
         <Level1>Messages</Level1>
      </Keyword>
      <Keyword type="header" order="d1e2607563">
         <Level1>Orders</Level1>
         <Level2>reschedule in</Level2>
      </Keyword>
      <Keyword type="header" order="d1e2607568">
         <Level1>Orders</Level1>
         <Level2>reschedule out</Level2>
      </Keyword>
      <Keyword type="header" order="d1e2607573">
         <Level1>Cancel orders</Level1>
      </Keyword>
   </Header>
   <GeneralSection>
      <Paragraph>Rescheduling messages appear when you change the planning or the delivery dates.</Paragraph>
      <GeneralSection>
         <SectionTitle>Reschedule in</SectionTitle>
         <List>
            <ListIntro>The order must be delivered earlier because there is a discrepancy between the
delivery date on the order and the required delivery date. This discrepancy can
be caused by:</ListIntro>
            <ListItem>The start date of the element (or, if not available, the project) is brought
forward.</ListItem>
            <ListItem>The start date of the activity budget line is brought forward (either manually
or as a result of changes in the external scheduling package).</ListItem>
            <ListItem>The delivery date of the order is deliberately postponed.</ListItem>
         </List>
      </GeneralSection>
      <GeneralSection>
         <SectionTitle>Reschedule out</SectionTitle>
         <List>
            <ListIntro>The order can be delivered later because there is a discrepancy between the
delivery date on the order and the required delivery date. This discrepancy can
be caused by:</ListIntro>
            <ListItem>The start date of the element (or if not available, the project) is postponed.</ListItem>
            <ListItem>The start date of the activity budget line is postponed (either manually or as
a result of changes in the external scheduling package).</ListItem>
            <ListItem>The delivery date of the order is deliberately brought forward.</ListItem>
         </List>
      </GeneralSection>
      <GeneralSection>
         <SectionTitle>Cancel</SectionTitle>
         <List>
            <ListIntro>The order must be cancelled because the quantity of the order exceeds the
available quantity. This discrepancy can be caused by:</ListIntro>
            <ListItem>Reductions in the activity or element budget</ListItem>
            <ListItem>Cancellation of a budget line</ListItem>
            <ListItem>Over-ordering</ListItem>
         </List>
      </GeneralSection>
      <Note>
         <SectionTitle>Note</SectionTitle>
         <Paragraph>Rescheduling messages are created (again) when you run the <GUIRef href="/baanerp/tp/pss/tppss6200m000" role="session">Generate Planned PRP Orders (tppss6200m000)</GUIRef> session.</Paragraph>
      </Note>
   </GeneralSection>
   <RelatedTopics>
      <SectionTitle>Related topics</SectionTitle>
      <RelTopic>
         <Link href="/baanerp/tp/onlinemanual/000030" role="manual">To use planned PRP warehouse orders</Link>
      </RelTopic>
      <RelTopic>
         <Link href="/baanerp/tp/onlinemanual/000028" role="manual">To generate planned PRP orders</Link>
      </RelTopic>
   </RelatedTopics>
</ManualTopic>