<?xml version="1.0" encoding="utf-8"?>
<ManualTopic ID="/baanerp/tp/msproject/int/in000710" xml:lang="en">
   <Header>
      <Title>Constraints</Title>
      <Keyword type="header" order="d1e2596144">
         <Level1>Constraints</Level1>
      </Keyword>
   </Header>
   <GeneralSection>
      <Paragraph>The changes made by the user in Microsoft Project, reflect in ERP Enterprise subject to
		the ownership of data.</Paragraph>
      <Paragraph>If the ownership is with Microsoft Project, the budgeted
		quantity of a budget line can be changed from the Microsoft Project. The value
		is updated to ERP Enterprise when the synchronization is completed the next time.
		Synchronization is a process by which change in budget/schedule data is updated
		on both sides.</Paragraph>
      <Paragraph>Master data and calendar information is transferred only one
		way: from ERP Enterprise to Microsoft Project. Other fields, such as <GUIRef href="" role="manual">Maximum Number of Units Available</GUIRef>, <GUIRef href="" role="manual">Calendar/Availability Type</GUIRef> for a resource,
		also flow in one way.</Paragraph>
      <Note>
         <SectionTitle> Note</SectionTitle>
         <Paragraph>To change the environment or the company number in the
		  corresponding environment configuration, select the appropriate BusComponent in
		  the Adapter Configuration Utility of the ERP Enterprise OpenWorldX
		  application. You cannot change the company number when you work with the
		  integration.</Paragraph>
      </Note>
      <Note>
         <SectionTitle> Note</SectionTitle>
         <Paragraph>The <GUIRef href="" role="manual">Time Unit</GUIRef> field in the PSS parameters and
		  the Work unit that is entered in Microsoft Project must be of the same unit
		  value. The default work is entered on the <GUIRef href="" role="manual">Schedule</GUIRef> tab of the
		  Options session. To access this session, on the menu bar, click the <GUIRef href="" role="manual">Tools</GUIRef> option in Microsoft Project.</Paragraph>
      </Note>
      <Paragraph>Whenever processing exists in the background, for example, if
		data is collected from the ERP Enterprise database through OpenWorldX, the Microsoft Project window
		is not refreshed, which is comparable to the situation in which your main
		client waits for the server.</Paragraph>
      <Figure space-and-orientation="indented-estimated">
         <FigIntro>If you click the Microsoft Project window during background
		  processing, the following message appears:</FigIntro>
         <HTML:IMG xmlns:HTML="http://www.w3.org/TR/REC-html40" height="147" width="326"
                   SRC="images/tr_screen_in000710_1.png"
                   alt="[...]"/>
      </Figure>
      <Paragraph>Click <GUIRef href="" role="manual">Switch To...</GUIRef>.</Paragraph>
   </GeneralSection>
</ManualTopic>