<?xml version="1.0" encoding="utf-8"?>
<ManualTopic ID="/baanerp/tp/msproject/int/in000385" xml:lang="en">
   <Header>
      <Title>Convert Resource Assignments to Subtask</Title>
      <Keyword type="header" order="d1e2595763">
         <Level1>Convert resource assignments to subtask</Level1>
      </Keyword>
      <Keyword type="header" order="d1e2595766">
         <Level1>Resource assignments</Level1>
         <Level2>convert to subtask</Level2>
      </Keyword>
   </Header>
   <GeneralSection>
      <Paragraph>This option converts the resource assignments as subtasks for
		the selected activity task. Before you click this button, you must select an
		activity task in Microsoft Project.</Paragraph>
      <Paragraph>You cannot convert a specific resource assignment to a task. You
		can only indicate cost types for which the conversion must be performed. If
		more than one resource assignment exists for a task, all of these assignments
		are converted to subtasks.</Paragraph>
      <Paragraph>The cost types for which the conversion is to be carried out is
		suitable in situations where the initial schedule is made with budget lines
		represented as resource assignments, using the task representation in a later
		stage to micro-manage the project.</Paragraph>
      <Figure space-and-orientation="indented-estimated">
         <HTML:IMG xmlns:HTML="http://www.w3.org/TR/REC-html40" height="241" width="567"
                   SRC="images/tr_screen_in000385_1.png"
                   alt="[...]"/>
      </Figure>
   </GeneralSection>
</ManualTopic>