<?xml version="1.0" encoding="utf-8"?>
<ManualTopic ID="/baanerp/diffsp2/tp/onlinemanual/000010Diff61SP2" xml:lang="en">
   <Header>
      <Title>Activity Relationship</Title>
      <Keyword type="header" order="d1e269995">
         <Level1>Differences Infor ERP LN 6.1 FP2</Level1>
         <Level2>Activity Relationship</Level2>
      </Keyword>
   </Header>
   <GeneralSection>
      <Paragraph>In Infor ERP LN 6.1 FP2, you can maintain relationships between activities, between
		budget lines and between an activity and a budget line. The relationships can
		be transferred to Microsoft Project for schedule development. This
		functionality enables the user to reuse the activities and their sequencing,
		for new projects.</Paragraph>
      <Paragraph>You must sequence the activities accurately to provide realistic
		schedules. An <Link href="/baanerp/tp/glossary/glossary#000379" role="glossary">activity relationship</Link> indicates that a particular
		activity (successor) cannot start or end until another activity (predecessor)
		starts or ends. You cannot link the same predecessor task twice to the same
		successor task, and you cannot link the same predecessor task to the same
		successor task.</Paragraph>
      <Paragraph>A new <Link href="/baanerp/tp/pss/tppss2510m000" role="session">Activity Relationships (tppss2510m000)</Link> session has been
		introduced for this purpose, in the Project Planning module.</Paragraph>
   </GeneralSection>
   <RelatedTopics>
      <SectionTitle>Related topics</SectionTitle>
      <RelTopic>
         <Link href="/baanerp/tp/pss/tppss2510m000" role="session">Activity Relationships (tppss2510m000)</Link>
      </RelTopic>
   </RelatedTopics>
</ManualTopic>