| # Performance Measurement OBS/Cost Type (tpppc5561m000) Use this session to list performance measurement data for a project at the OBS/cost type level. Note If you have started this session by zooming, you can only find and select a record. To maintain records in an overview/maintain session Related topics To register cost forecast Project The project code. Generate Code The generated codes store information about the generation of performance measurement data. OBS Element The organization breakdown structure (OBS) element to which the data belongs. Currency The currency that is displayed is one of the home currencies. In performance measurement the currency array can be four deep. If you use an independent currency system you can rotate between four currencies. In a dependent situation you can rotate between the project and the home currencies. Related topics Currency systems Currency The currency. Related topics Currency systems Cost Type A way of categorizing cost objects and control codes according to the nature of the costs that they represent. ERP Enterprise Project distinguishes these cost types: Materials Labor Equipment Subcontracting Sundry Costs Overhead Cost Control Period The year in which the transaction must be posted to the project history for cost control. The default value of this field is the year of the date of input's cost-control period. If the Cost Control Period = Fiscal Period check box in the Project Progress Parameters (tpppc0100s000) session is selected, the current fiscal year is the default value for this field. Cost Control Period The cost period. Planned Value The period amount of scheduled work. Earned Value The period amount of performed work. Actuals The period amount of actual work. Schedule Variance The difference between the budget and the earned value. Cost Variance The difference between the earned value and the actual costs. The cost variance is calculated as follows: Performed - Actuals Actuals The period amount of actual work. Cost Variance The difference between the earned value and the actual costs. The cost variance is calculated as follows: Performed - Actuals Planned Value The period amount of scheduled work. Earned Value The period amount of performed work. Actuals The period amount of actual work. Schedule Variance The difference between the budget and the earned value. Cost Variance The difference between the earned value and the actual costs. The cost variance is calculated as follows: Performed - Actuals Actuals The period amount of actual work. Cost Variance The difference between the earned value and the actual costs. The cost variance is calculated as follows: Performed - Actuals EAC The estimated amount at completion. |