| # Milestone Baseline (tppss2121m000) Use this session to view the baseline (planning) dates for a milestone. White fields give the baseline date for milestones that can be changed. Grayed-out rows indicate milestone baseline dates that can no longer be changed, because the milestone status is Approved. From this session, you can also save a new or updated baseline by choosing the appropriate command on the appropriate menu. Project The code that uniquely identifies the project. Description The description or name of the code. Status The current project's status. Baseline The code that uniquely identifies the milestone's baseline (planning). This baseline is used to time-phase the budget according to the EVM milestone. Baseline Status The baseline's status. Milestone The code that uniquely identifies the milestone. If the earned value method of a activity is Milestone, the milestone must in turn be linked to the activity. This lets you define the exact moment at which a specific earned budget amount will be released. Baseline Date This indicates the scheduled date and time of the milestone. The baseline is used to time-phase the budget. You can enter the baseline date manually or it can be taken from a particular schedule in an external scheduling package. Related topics To enter a date To enter a time |