- | # How ERP Enterprise calculates the performed In performance measurement and monitoring, ERP Enterprise calculates the performed in different ways, depending on a number of settings: Costs have been registered on an extension for which, in the Extension (tpptc0110s000) session, both of the following applies: The Invoice Calculation Method is set to Actual Costs. The Extension Type is set to any value other than Quantities to be Settled. In this case, ERP Enterprise calculates the performed as follows:
      Performed = Budgeted Amount * Progress
- If the project is a cost-plus project, the costs cannot be registered using an extension. Interim results are not determined and the progress registration states that production is not finished. In this case, ERP Enterprise calculates the performed as follows:
      Performed = Costs Posted to History
- Costs have been registered on an extension for which, in the Extension (tpptc0110s000) session, the Extension Type is set to Quantities to be Settled. For a part of the project (such as a number of material lines for a specific element) for which the progress data indicates that production is finished, or production is greater than 100 percent, ERP Enterprise calculates the performed as follows:
      Performed = Budget Amt ((Budget Qty * Progress) - Budget Qty) * Sales Price in Control Budget
- Note: The performed material costs are increased by the inventory as stated in the progress data, multiplied by the cost price for the material. Otherwise, ERP Enterprise calculates the performed as follows:
      Performed = Budgeted Amount * Progress
Note: The performed material costs are increased by the inventory as stated in the progress data, multiplied by the cost price for the material. |