| # Physical Progress by Element/Labor (tpppc1122s000) Use this session to maintain the progress for the combination of the element and labor cost object. Related topics To use progress To use progress processing To use progress result Project The project code. Project The project's current status. Date The date the progress for this particular project and its element or activity is entered. Element The element code. Element The element status. Labor The labor code. If the Labor Phys. Progress field in the Projects (tppdm6100m000) session is Cost Object, you can select a budgeted cost object. If the above field is Control Code, you can select the control code of a budgeted cost object. Related topics labor Labor Phys. Progress This field indicates whether the progress for the cost type Labor is recorded in project monitoring by cost object or control code. Budget Quantity The budgeted quantity of the labor. Unit A financially independent part of your organization that consists of entities such as departments, work centers, warehouses, and projects. The enterprise unit's entities must all belong to the same logistic company, but a logistic company can contain multiple enterprise units. An enterprise unit is linked to a single financial company. When you carry out logistic transactions between enterprise units, these are posted in the financial companies to which each enterprise unit is linked. You can define the relationships between the enterprise units, and thus the goods transfer that can take place between the enterprise units. To use invoicing and pricing between enterprise units, you must link the enterprise units to internal business partners. You can use enterprise units to do separate financial accounting for parts of your business. For example, you can define enterprise units for separate parts of your organization that belong to one logistic company, but that are located in different countries. The accounting of each enterprise unit is performed in each country's national currency, and in the financial company linked to the enterprise unit. Reported Completed This field indicates whether the selected cost object has been reported as completed. A cost object can be reported as completed even if the progress is not 100%, as shown in the following example. In the Project Planning module you have budgeted 100 cubic meters of soil. However, only 80 cubic meters of soil need to be deposited. Once the work is ready, select this field and enter 80% in the Phys. Progress [%] field because you only needed 80% of the total budgeted quantity. If the progress is not 100%, the difference when compared to the budget can be settled, if: To be Settled check box in the Element (tpptc1100s000) session is selected for the selected element. The selected cost object belongs to an extension for which the Extension Type field in the Extension (tpptc0110s000) session is Quantities to be Settled. Phys. Progress [%] The progress of the selected cost object or control code, expressed as a percentage of the total budgeted quantity or time. You can maintain this field for the selected cost object or project only if the Register Progress field in the Projects (tppdm6100m000) session is Yes. The value of the above field does not have an influence if the Reported Completed check box is selected. You can always enter the progress. If the Physical Progress > 100% Allowed check box in the Project Progress Parameters (tpppc0100s000) session is selected, you can enter a progress greater than 100%. Example In the Project Planning module you budgeted 100 cubic meters of soil. However, you deposited an additional 20 cubic meters. In this case, you enter 120%. Phys. Progress [Qty.] The progress of the selected cost object or control code, expressed as a quantity or amount of time. |