| # Activity Relationship In Infor ERP LN 6.1 FP2, you can maintain relationships between activities, between budget lines and between an activity and a budget line. The relationships can be transferred to Microsoft Project for schedule development. This functionality enables the user to reuse the activities and their sequencing, for new projects. You must sequence the activities accurately to provide realistic schedules. An activity relationship indicates that a particular activity (successor) cannot start or end until another activity (predecessor) starts or ends. You cannot link the same predecessor task twice to the same successor task, and you cannot link the same predecessor task to the same successor task. A new Activity Relationships (tppss2510m000) session has been introduced for this purpose, in the Project Planning module. Related topics Activity Relationships (tppss2510m000) |