<?xml version="1.0" encoding="utf-8"?>
<ManualTopic ID="/baanerp/tp/msproject/int/in000130" xml:lang="en">
   <Header>
      <Title>Workflow steps</Title>
      <Keyword type="header" order="d1e2261817">
         <Level1>Workflow steps</Level1>
      </Keyword>
   </Header>
   <GeneralSection>
      <Paragraph>All the actions to connect projects and to synchronize data are
		initiated from Microsoft Project. To start the Microsoft Project integration,
		connect a new project to a selected LN project. Optionally, calendars, cost
		objects, resources, the activity structure, and their budget lines are
		transferred to Microsoft Project. You can now add tasks, schedule tasks, and
		assign resources. The resultant start dates and finish dates can be transferred
		back into LN to the linked activities and budget lines. You can change the ownership of the
		structure and budget lines in Microsoft Project and LN.</Paragraph>
      <Paragraph>For a detailed description of the workflow, refer to Chapter 3, <Link href="/baanerp/tp/msproject/int/in000310" role="manual">Introduction</Link>.</Paragraph>
   </GeneralSection>
</ManualTopic>