| # Control by Project/Equipment (tpppc4515m000) Use this session to monitor the projects that are executed. The actual cost control is aggregated at the project/equipment control code level. This is one in a range of sessions that are available in the Project Progress module for monitoring projects. Each of these sessions provides a different level of detail. Note If you have started this session by zooming, you can only find and select a record. Related topics How ERP LN calculates the performed To use control inquiries and reports Project The code that identifies the project. Currency The default currency in the overview session is the project currency. Both in a dependent and in an independent currency system you can change this currency to other currencies with the Rotate Currency option <CTRL-R>. The following sequence is applicable: Project currency Local currency Reporting currency 1 Reporting currency 2 Note Only the last three currencies are home currencies. Currency The currency or currency description. Generated The date on which the current project cost control was built. The value of this field is updated by the Build Actual Cost Control (tpppc4803m000) session. Control Code Equipment The control code is used for the most detailed level of cost control. Total Budget The budgeted amount as shown in the control data. Performed The costs allowed at the end of the current period. Incl.Commit Actual The actual cost include the commitments. Incl. Commit. Variance The result is inclusive the commitments. Excl. Commit Actual The actuals are excluding commitments. Excl. Commit. Variance The result is without commitments. Budget Quantity The total budgeted quantity as shown in the control data. Performed The quantity as allowed at the end of the current period. Excl. Commit. Actual Quantity The total quantity of the cost transactions (excluding the anticipated payments) posted to the history for all periods up to the current one. Current Period The year of the actual cost control period. / The period for actual cost control Incl.Commit Actual No Help topic is associated with this item. Incl. Commit. Performed The costs that can be incurred in the current period. Excl. Commit Actual The actual costs (so without the commitments) posted to the history for the current period. Excl. Commit. Performed The allowed amount excluding commitments. Excl. Commit. Variance No Help topic is associated with this item. Incl. Commit Actual Quantity No Help topic is associated with this item. Incl. Commit. Performed The quantity which may be produced within the current period. Incl. Commit. Variance No Help topic is associated with this item. Excl. Commit. Actual Quantity The total quantity of the cost transactions (excluding the anticipated payments) posted to the history for the current period. Excl. Commit. Performed The allowed quantity excluding commitments. Actual The actual amount. Variance The result amount. Cost Forecast The forecast cost. Forecast Quantity The additional quantity forecast for the end of the project as anticipated for the end of the current period. |