| # Physical Progress by Activity/Equipment (tpppc1142s000) Use this session to maintain the progress for the combination of the activity cost object and the equipment cost object. Related topics To use progress processing Project The code that identifies the project. Description The description or name of the code. Status The project status. Date The date the progress for this particular project and its element or activity is entered. Activity The activity code. Description The description or name of the code. Status The work authorization status of the activity. Equipment The equipment code. Equipment The description or name of the code. Equipment Phys. Progress This field indicates whether the progress for the cost type Equipment is recorded in project monitoring by cost object or control code. Budget Quantity The budgeted quantity of equipment. Unit The unit defined for the budget line of the cost type. Reported Completed This field indicates whether the selected cost object has been reported as completed. A cost object can be reported as completed even if the progress is not 100%, as shown in the following example. In the Project Planning module you have budgeted 100 cubic meters of soil. However, only 80 cubic meters of soil need to be deposited. Once the work is ready, select this field and enter 80% in the Physical Progress% field because you only needed 80% of the total budgeted quantity. If the progress is not 100%, the difference against the budget can be settled, if: The To be Settled check box in the Element (tpptc1100s000) session is selected for the selected element. The selected cost object belongs to an extension for which the Extension Type field in the Extension (tpptc0110s000) session is set to Quantities to be Settled. Phys. Progress [%] The progress of the selected cost object or control code, expressed as a percentage of the total budgeted quantity or time. Phys. Progress [Qty.] The progress of the selected cost object or control code, expressed as a quantity or amount of time. |