| # Generate Activity Physical Progress from Element Physical Progress (tpppc1254m000) Use this session to generate progress for the activities from the available element progress, for the following sessions: Physical Progress by Activity/Material (tpppc1140s000) Physical Progress by Activity/Labor (tpppc1141s000) Physical Progress by Activity/Equipment (tpppc1142s000) Physical Progress by Activity/Subcontracting (tpppc1143s000) Physical Progress by Activity/Sundry Cost (tpppc1144s000) Using this session, you need not enter the progress in the above sessions. The generated progress is based on the progress from the following sessions: Physical Progress by Element/Sundry Cost (tpppc1100s000) Physical Progress by Element/Material (tpppc1120s000) Physical Progress by Element/Labor (tpppc1122s000) Physical Progress by Element/Equipment (tpppc1124s000) Physical Progress by Element/Subcontracting (tpppc1126s000) Progress can only be generated if the selected projects meet the following conditions: The project status is Active. The Register Progress field in the Project (tppdm6100s000) session is set to Yes. The Control By field in the Project (tppdm6100s000) session is set to Activity and the project is controlled by both elements and activities. You can maintain these settings in Project (tppdm6100s000). Depending on the value of the fields listed above, in the Project (tppdm6100s000) session, progress is maintained at the level of cost object codes or cost control codes. Related topics To use progress processing |