| # Physical Progress by Extension/Labor (tpppc1182s000) Use this session to maintain the progress for the combination of the extension and the labor cost object. Related topics To use progress processing Project The code that identifies the project. Description The description or name of the code. Status The project's current status. Date The date. Extension The extension code. Related topics To use extensions Description The description or name of the code. Extension Type The extension type. Status The status of the extension. Labor The labor code. Labor Phys. Progress This field indicates whether the progress for the cost type Labor is recorded in project monitoring by cost object or control code. Budget Quantity The budgeted quantity of the labor cost object. Budget Quantity The unit code. Related topics unit of measure Reported Completed This field indicates whether the selected cost object has been reported as completed. A cost object can be reported as completed even if the progress is not 100%, as shown in the following example. In the Project Planning module you have budgeted 100 cubic meters of soil. However, only 80 cubic meters of soil need to be deposited. Once the work is ready, select this field and enter 80% in the Physical Progress [%] field because you only needed 80% of the total budgeted quantity. If the progress is not 100%, the difference against the budget can be settled, if: The To be Settled check box in the Element (tpptc1100s000) session is selected for the selected element. The selected cost object belongs to an extension for which the Extension Type field in the Extension (tpptc0110s000) session is set to Quantities to be Settled. Phys. Progress [%] The progress of the selected cost object or control code expressed as a percentage of the total budgeted quantity or time. If the Register Progress field in the Project (tppdm6100s000) session is set to Yes, you can maintain this field for the selected cost object or project. If the Reported Completed check box is selected, the value of the above field does not have an influence. You can always enter the progress. If the Physical Progress > 100% Allowed check box in the PPC Parameters (tpppc0100s000) session is selected, you can enter a progress greater than 100%. Example In the Project Planning module you budgeted 100 cubic meters of soil. However, you deposited an additional 20 cubic meters. In this case, you enter 120%. Phys. Progress [Qty.] The progress of the selected cost object or control code expressed as a quantity (the number of units completed) or amount of time. You can maintain this field for the selected cost object or project only if the Register Progress field in the Project (tppdm6100s000) session is set to Yes. The value of the above field is irrelevant if the field Reported Completed check box is selected. You can then always enter the progress. When the Physical Progress > 100% Allowed check box in the PPC Parameters (tpppc0100s000) session is selected, you can enter a progress quantity greater than the budgeted quantity. For example, if in the Project Planning module you budgeted 100 cubic metres of soil but deposited an additional 20 cubic meters, you would enter 120%. If you change the progress quantity, ERP LN will compute the progress percentage. |