| # To Plan and Release Service Orders After you create a service order with the appropriate labor and materials, you can plan the service order’s execution. This planning consists of assigning the material, providing for the necessary inventory transactions to ensure that the material is available, allocating engineers, and checking the business partner’s credit. Planning consists of two phases: global ERP and detailed ERP. Global ERP makes the mid- to long-term plans, such as several weeks or months, while detailed ERP performs the detailed planning for a few days or weeks ahead. Service Resource Planning Planning for engineers and service orders is called service resource planning (SRP), and is controlled in the Service Order Control (SOC) module. The input for this planning are all service orders created in the other modules and the constraints defined in contracts, calls, and service master data. You use the Run Global Service Resource Planning (tssoc2260m000) session to carry out global SRP for a service order . Preliminary conditions To run global SRP successfully for a service order, the following conditions must be met: At least one activity must be present for the service order. The Planned Start Time and the Activity Duration fields for all activities of the service order must be filled. The serialized item for which the activities are planned must be valid. If the First Order Procedure Step for Blocking field is set to Order Planning or Order Definition, in the Service Order Parameters (tssoc0100m000) session and global SRP is run, ERP LN carries out the following actions: If no parameters are set for service order blocking, no checks are carried out and all service orders is processed. If a service order's Blocked check box is selected in the Service Orders (tssoc2100m000) session and the service order blocking is still valid, ERP LN does not plan the service order. If the Blocked check box is selected and the service order blocking is no longer valid, ERP LN unblocks the service order, and the service order is planned. If the service order's Blocked check box is not selected, ERP LN carries out the SRP. If a blocking reason limit is exceeded, the Blocked check box is selected, and ERP LN creates the service order blocking reason in the Blocking Reasons (tsmdm1101m000) session. The service order is not planned. If you select the Process Report check box and the Error Report check box, the blocked service orders are printed on the error report, and the unblocked service orders are printed on the process report. What attributes are affected? When you run global SRP, and the required conditions are met, ERP LN processes the service order and service order activities with the following statuses: service orders with a Free, Planned, or Released status can be processed by the global SRP. service order activities with a Free status are planned. Activities with a Planned status are replanned if the Replan check box is selected. The attributes of a service order and its related activities that are affected when you run global SRP depend on the status of the service order and its related activities. If the service order status is Free, ERP LN carries out actions on the following: Preferred engineer Planned dates of the service order (recalculated) Travel cost line Service order status Service order cost lines: Purchase Allocate material Plan tools If the service order status is Planned, ERP LN carries out actions on the following: Planned dates (recalculated) Service order cost lines: Purchase Replan tools If the service order status is Released, ERP LN carries out no actions on the service order. If the service order status is either Free, Planned, or Released, and the activity status is Free, ERP LN carries out actions on the: Subcontractor (buy-from business partner) Planned dates (recalculated) Coverage date Inspection lines Service order activity status Service order activity cost lines: Purchase Allocate material Plan tools Reallocate material Replan tools if the service order status is Planned If the service order status is Planned or Released, and the activity status is Planned, ERP LN carries out actions on the: Planned dates (recalculated) Service order activity cost lines: Purchase Replan tools Actions of global SRP When you run the Run Global Service Resource Planning (tssoc2260m000) session, the actions ERP LN carries out on the attributes of a service order (SO) and/or, service order activity, if the status permits, are described in the following sections: Preferred engineer The Service Engineer field of the service order is filled with the cluster's Preferred Engineer 1, when: The Allocate Engineers during Global SRP check box in the Service Order Parameters (tssoc0100m000) session is selected. The service order order status is Free. Note The Service Engineer field of the service order is not be changed if this field is already filled. Recalculated planned dates If the activity status is Free or Planned, the Planned Finish Time field will be recalculated based on the serialized item and cluster calendars. If these calendars are not available, the engineer, work center or company calendars are used. If a serialized item or cluster calendar is available for the serialized item, the Planned Finish Time field on the service order header will also be recalculated. If the required capacity (time) is not available, ERP LN prints the following message in the process report: Required capacity for activity line %1$s not (completely) available. Note If you add, delete or change an activity line, the Planned Finish Time of the service order will be updated directly. Activities with the status Planned are only replanned if the Replan check box is selected in the Run Global Service Resource Planning (tssoc2260m000) session. Coverage date If the Coverage Time field of the service order activity is empty, ERP LN enters the planned start time of the service order. Travel cost lines Estimated traveling cost lines are created in the Service Order Estimated Other Costs (tssoc2140m000) session, if the service order status is Free and the Travel Cost Method field in the General Service Parameters (tsmdm0100m000) session is not None. On the Costing tab, in the Service Order Parameters (tssoc0100m000) session, if: Only the Distance check box is selected, ERP LN creates one cost line for the travel distance and one cost line for travel total. Only the Time check box is selected, ERP LN creates one cost line for travel time and one cost line for travel total. Both check boxes are selected, ERP LN creates one cost line for the travel time and one cost line for travel distance and one cost line for travel total. Inspection lines For each measurement type of the cluster/serialized item that is entered in the reference activity of the activity line, ERP LN creates an inspection line in the Inspections (tssoc2550m000) session. Service order (activity) status ERP LN updates the status of the service order or service order activity to Planned when the global SRP has been carried out successfully. Purchase In Service, only global SRP creates the purchase-order lines, if required. ERP LN creates purchase orders for a service order's material cost lines whose delivery type is By Purchase Order and Estimated Quantity greater than zero (0). For a subcontracted service order activity, with the Service/Cost Item field entered, ERP LN creates a purchase order for the subcontractor's services. If the planned delivery date of a purchase item is later than the planned start date of the service order, the Required delivery date %1$u001 for item %2$s not feasible message is printed in the process report. The buy-from business partner for the purchase item is determined as follows: The buy-from business partner of the material line ( Service Order Estimated Material Costs (tssoc2120m000). The buy-from business partner of item/supplier information ( Items - Purchase Business Partner (tdipu0110m000). The buy-from business partner of the item purchase data ( Items - Purchase Business Partner (tdipu0110m000). Note The selected business partner or its parent business partner must also have a pay-to role. If this role does not exist, ERP LN prints a message on the error report and does not create the purchase order. If the planned delivery date of a purchase item is later than the planned start date of the service order, ERP LN displays a message. Materials If the statuses of the service order and service-order activity are Free, global SRP creates soft allocations for the required items, which means: Items with a delivery type of From Warehouse, From Warehouse in Car, From Warehouse by Transp., or From Service Kit are listed in the Order - Planned Inventory Transactions (whinp1501m000) session with the transaction type - (Planned Issue). Items with a delivery type of either To Warehouse or Tom Warehouse by Transport (materials expected to be received) are listed in the Order - Planned Inventory Transactions (whinp1501m000) session with the transaction type + (Planned Receipt). Tools For other costs lines whose cost type is Tooling, the required tool is soft allocated, listed in the Estimated Tool Requirements (titrp0111m000) session, with a Tool Requirement Status of Requested for the period from the Earliest Start Time until the Latest Finish Time. If these times are not available, the period from the Planned Start Time until the Planned Finish Time is used. Tool allocation also takes place when a tool must be refurbished, which is when the selected serialized item of the service order activity is of item type Tool in the Item - General (tcibd0101s000) session. The Tool Requirements Planning check box in the Implemented Software Components (tccom0100s000) session must be selected to implement tooling. Reports Process report: Lists all the service orders that are successfully handled by the global SRP, as well as whether an earlier blocked service order is unblocked and processed. The current service order status also appears. Error report: Lists all the service orders that are not successfully handled by the global SRP, and the reason why. The current service order status also appears. Service Order Status After you plan the service order, ERP LN changes the service order status to Planned. Parameters The following parameters are used: To create traveling cost lines: Travel Distance Travel Time To allocate preferred engineers during service orders planning: Allocate Engineers during Global SRP For service order signaling and/or blocking: If Credit Limit Is Exceeded If Credit Review Is Overdue If invoice Is Overdue If Business Partner Is Doubtful For service order procedure step when service blocking must be carried out: First Order Procedure Step for Blocking For traveling costs: Travel Cost Method For implementing tooling: Tool Requirements Planning (TRP) Release Service Orders After you plan the service order, you can release the service order to service engineer to execute the order. Use the Release Service Orders (tssoc2200m000) session to release a group or a batch of service orders with Free or Planned statuses. You must have at least one activity linked to service order. An activity must have either one or more engineers assigned to it or a header engineer for the service order to be released. Note After you release the service order, ERP LN changes the service order status to Released. |