| Performance-Measurement Activity (tpppc5540m000) |  |
| Use this session to display performance measurement amounts. Related topics To register cost forecast How ERP LN calculates the performed
Fields | Description
Project | The project code.
Generate Code | The generated codes store information about the generation of performance measurement data.
Currency | The currency that is displayed is one of the home currencies. In performance measurement the currency array can be four deep. If you use an independent currency system you can rotate between four currencies. In a dependent situation you can also rotate between the home currencies, but the calculated amount will not display the amount times the displayed rate, but will be calculated via the reference currency. Related topics Currency systems
Activity | The activity code.
Cost Period | This field displays the cost control period.
Cost Control Period | The period to which the amounts relate.
Scheduled Work | The cumulated amount of scheduled work up to the period (BCWS).
Performed | The cumulated amount of performed work (BCWP).
Actuals | The cumulated amount of actual work.
Schedule Var. | The schedule variance is calculated as follows: Performed - Scheduled Work
Cost Variance | The cost variance is calculated as follows: Performed - Actuals
Actuals | The cumulated actual work amount (ACWP).
Cost Variance | The cost variance amount.
Scheduled Work | The scheduled work amount.
Performed | The performed work amount.
Actuals | The actual work amount.
Schedule Var. | The scheduled variance amount.
Cost Variance | The cost variance amount.
Actuals | The actual work amount.
Cost Variance | The cost variance.
BAC | The amount of budget at completion.
EAC | The amount of estimate at completion.
Cost Variance at Completion | The amount of variance at completion. this variance is calculated as follows: Budget at completion minus estimate at completion.