| Display Financial Analysis Graph (For Home Page) (tppss0800m000) |  |
| Use this session to create a graph of the progression of costs and revenues during the project execution time. By analysis of the costs and revenues within a specific period, you can make a planning of the required or remaining amounts in the future. Select the appropriate check boxes to display the associated options. Note You can only use the budgeted costs of an activity budget. If you clear the Budgeted Costs check box, you cannot distribute budgeted costs over the activity. The graph shows a cost line and a revenue line. Both lines consist partly of actual amounts and partly of planned amounts. Before the reference date the actual costs and revenues are shown. After the reference date the planned costs and revenues including the forecast are shown. Note You can start this session from the Project Manager Homepage. The Project Manager Homepage can be viewed only from the Webtop. Related topics To register cost forecast
Fields | Description
Project | The code of the project.
Project | The description or name of the code.
Cost Analysis Version | The cost analysis version of the activity budget from which you want to collect the costs.
Cost Analysis Version | The description or name of the code.
Time Unit to be Shown | Select the time unit you want to show in the graph. Note The value of the Time unit is restricted to Day on webtop due to tools problems in graphs on webtop. But the user can enter the From and To dates which can be weekly, monthly or daily. ERP LN displays the data based on the specified From and To dates and checks for the date specified in the Reference Date field.
Reference Date | The reference date must be between the planned start and finish date of the project. If the forecast and actual costs are given for a started activity, the following example holds: The graph displays a line going upto 274, which is calculated in the following way: On the reference date the free budget is only 30, that is, 125 divided by the days the activity runs, multiplied by the days from the reference day on left to finish the activity, so: (125/91)*22. The forecast is 144, that is, 150 divided by the days of the effective forecast of the activity multiplied by the days left from the reference date on: (150/23)*22. The actual costs are released at 2010/12/08. The formula is: actuals + forecast + budget = 100 + 144 + 30 = 174 Note If the forecast lies before the activity start date, the forecast starts counting on the activity start date. If you use payment terms, the offsetting influences the release of the budget.
Budgeted Costs | If this check box is selected, the budgeted costs of the activity budget are displayed.
Incl. Forecast | If this check box is selected, the forecasts are included in the budgeted costs.
Actual Costs | If this check box is selected, the actual costs are displayed.
Material Costs | If this check box is selected, the material costs are displayed.
Material Costs | If this check box is selected, the material costs are displayed.
Labor Costs | If this check box is selected, the labor costs are displayed.
Labor Costs | If this check box is selected, the total budgeted costs are distributed over the duration of the activity. If this check box is cleared, the total budgeted costs are allocated to the start date of the activity.
Equipment Costs | If this check box is selected, the equipment costs are displayed.
Equipment Costs | If this check box is selected, the equipment costs are displayed.
Subcontracting Costs | If this check box is selected, the subcontracting costs are displayed.
Subcontracting Costs | If this check box is selected, the subcontracting costs are displayed.
Sundry Cost | If this check box is selected, the sundry costs are displayed.
Sundry Cost | If this check box is selected, the sundry costs are displayed.
Surcharges | If this check box is selected, the costs of surcharges are displayed.
Surcharges | If this check box is selected, the costs of surcharges are displayed.
Planned Revenues | If this check box is selected, the planned revenues are displayed. Note Planned revenues are obtained from advances and installments. Advance amounts are displayed at the start date of the activity.
Incl. Forecast | If this check box is selected, the forecasts are included in the planned revenues.
Actual Revenues | If this check box is selected, the actual revenues are displayed. Note Actual revenues are registered when project data is transferred in the Transfer Project Data to Central Invoicing (tppin4200m000) session.