| Milestone Baseline (tppss2121m000) |  |
| Use this session to view the baseline (planning) dates for a milestone. White fields give the baseline date for milestones that can be changed. Grayed-out rows indicate milestone baseline dates that can no longer be changed, because the milestone status is Approved. From this session, you can also save a new or updated baseline by choosing the appropriate command on the Specific menu.
Fields | Description
Project | The code that uniquely identifies the project.
Description | The description or name of the code.
Status | The current project's status.
Baseline | The code that uniquely identifies the milestone's baseline (planning). This baseline is used to time-phase the budget according to the EVM milestone.
Baseline | The baseline's status.
Milestone | The code that uniquely identifies the milestone. If the earned value method of a activity is Milestone, the milestone must in turn be linked to the activity. This lets you define the exact moment at which a specific earned budget amount will be released.
Baseline date | This indicates the scheduled date and time of the milestone. The baseline is used to time-phase the budget. You can enter the baseline date manually or it can be taken from a particular schedule in an external scheduling package. Related topics To enter a date To enter a time