| Control by Project/Labor (tpppc4514m000) |  |
| Use this session to monitor the projects that are executed. The actual cost control is aggregated at the project/labor control code level. This is one in a range of sessions that are available in the Project Progress module for monitoring projects. Each of these sessions provides a different level of detail. Related topics To use control inquiries and reports How ERP LN calculates the performed
Fields | Description
Project | The code that identifies the project.
Current Period | The year of the actual cost-control period.
/ | The period for actual cost control.
Currency | The default currency in the overview session is the project currency. Both in a dependent and in an independent currency system you can change this currency to other currencies with the Rotate Currency option <CTRL-R> . The following sequence is applicable: Project currency Local currency Reporting currency 1 Reporting currency 2 Note Only the last three currencies are home currencies.
Currency | The currency or currency description.
Generated | The date on which the current project cost-control is built. This field's value is updated by the Build Actual Cost Control (tpppc4803m000) session.
Control Code Labor | The control code.
Total Budget | The budgeted amount, which is shown in the control data.The budgetted amount as shown in the control data.
Cumulative Performed | The performed at the end of the current period.
Cumulative Actual | The actual costs posted to the history for the current period.
Cumulative Variance | The cumulative result amount.
CstPer Actual | The actual costs posted to the history for the current period.
CstPer Variance | The result's amount for the cost period.
Budget Quantity | The total budgeted number of hours, which is shown in the control data.
Cumulative Performed | The number of hours that is allowed at the end of the current period. Note For the calculation see: How ERP LN calculates the performed.
Cumulative Actual | The total number of hours for the cost transactions posted to the history for all periods up to the current period.
Cumulative Variance | The cumulative result amount.
CstPer Performed | The number of hours that can be spent within the current period.
CstPer Actual | The total number of hours for the cost transactions posted to the history for the current period.
CstPer Variance | The result's amount for the cost period.
Forecast Cost | The additional cost forecast for the end of the project that is anticipated at the end of the current period.
Variance at Compl. | The final result that is forecast.
Forecast Quantity | The additional number of hours that are forecast for the end of the project as anticipated for the end of the current period.
Variance at Compl. | The final result that is forecast.