| Tasks (dmchm0140s000) |  |
| Use this session to create tasks for a change proposal. The task is an action linked to the change proposal that implements the change. Each task execution involves time and cost. The details window has estimated, actual, and user data group boxes. When you define a task, only the Estimated group box field is available. When the task is performed, you can enter values in the fields in the Actual group box and the Estimated group box fields are unavailable. Related topics Task Group Change Proposal
Fields | Description
Change | The change ID.
Proposal | The change proposal ID.
Task Groups | The task group
Task | The task that acts as a task identifier. The task is generated automatically if a mask is defined for tasks object. If a mask is not defined, you can manually enter the value. Note The ERP Administrator can define an object mask that automatically increments the task identifier for every newly created task.
Description | The description or name of the code.
Responsible | Select a role that is responsible for the task implementation. Click the browse arrow to select the responsible person for this task from the Roles (tcppl0160m000) session.
Start Date | Enter an estimated start date to execute the task. The UTC date and time format is used.
Start Date | Enter an actual start date to execute the task. The UTC date and time format is used.
Duration | Enter an estimated duration, in days, for task implementation. Based on this value, the finish date is updated. For example, if you enter 10, the duration is 10 days.
Finish Date | The estimated finish date for task implementation. The finish date is estimated from the entered start date and duration values. Estimated Finish Date = Estimated Start Date + Duration.
Finish Date | The actual finish date for the implementation of the task. The actual finish date is based on the actual start date and duration values. Actual Finish Date = Actual Start Date + Duration.
Cost | Enter the estimated cost to implement the task.
Cost | Enter the actual cost to implement the task.
Status | The task status.
Created By | The ERP user login ID of the user who creates the task.
Creation Date | The UTC date and time format when the task is created.
Modification Date | The UTC date and time when the user modifies a particular task.