| Run Global SRP (tssoc2260m000) |  |
| Use this session to run global SRP for a single service order, or for a range of service orders. Note The service orders successfully planned by global SRP, are given the status Planned. Related topics To Plan and Release Service Orders Service planning To use From and To fields To specify a range
Fields | Description
Sold-to Business Partner | The From and To fields define a range of: Sold-to B.P for whom the Global SRP must be run.
Sold-to Business Partner | The From and To fields define a range of: Sold-to B.P for whom the Global SRP must be run.
Service Order | The From and To fields define a range of: service orders for which the Global SRP must be run.
Service Order | The From and To fields define a range of: service orders for which the Global SRP must be run.
Project | The From and To fields define a range of: projects for which the global SRP must be run.
Project | The From and To fields define a range of: projects for which the global SRP must be run.
Service Department | The From and To fields define a range of: service departments for which the Global SRP must be run.
Service Department | The From and To fields define a range of: service departments for which the Global SRP must be run.
Planned Start Time | The From and To fields define a range of: Planned Start Time for which the global SRP must be run.
Planned Start Time | The From and To fields define a range of: Planned Start Time for which the global SRP must be run.
Purchase Order Type | If the delivery type of the required material for a service order is By Purchase Order, ERP LN uses this purchase order type to create its purchase order when you run global SRP.
Purchase Order Series | The number group used to assign series numbers to the purchase orders generated by global SRP.
Replan | If this check box is selected, service orders in your selected range with the status Free, Planned, or Released, are planned or replanned, if you click the Run SRP ... button. Their related service order activities with the status Free or Planned are also planned or replanned. If this check box is cleared, only service orders and their activities with the status Free will be planned. Service orders and their related activities with the status Planned or Released, will not be replanned.
Determine ATP Dates | The ATP check value is defaulted from the Parameters session. You can modify the defaulted value. Note When the ATP check fails you must take one of the following actions to plan the service order: modify the delivery date modify the warehouse modify the delivery type The values can be changed manually. You can also use the ATP Handling (cprrp4800m000) session to change the values. ATP Date in Material Line is populated only when the ATP Check is performed successfully.
ATP Check /Block if ATP Check Fails | Yes | No
Yes | ATP check is executed and the planning of the service order is blocked when the ATP check is not successful. | Not Applicable
No | ATP Check is executed. The Planning of the service order is not blocked when the ATP Check is not successful. | Not Applicable
Allow ATP Dates to Update the Earliest Start Date and Time | If this check box is selected, the service order is not planned when the ATP check fails. Note You must select the ATP check checkbox to enable this checkbox. Related topics ATP
Process Report | Process report Note This report displays: All service orders that were successfully processed by global SRP. Previously blocked service orders that were unblocked, and then processed, by global SRP. The service orders' current status.
Error Report | Error report Note This report displays for every service order unsuccessfully processed by global SRP: Its current status. The reason why global SRP failed to process it.