| Physical Progress by Extension/Cost Type (tpppc1189s000) |  |
| Use this session to maintain the progress of an extension at the cost type level. Related topics To use progress processing
Fields | Description
Project | The code that identifies the project.
Description | The description or name of the code.
Status | The project status.
Date | The date.
Extension | The extension code.
Description | The description or name of the code.
Reported Completed | Indicates whether the selected cost object has been reported as completed. A cost object can be reported as completed even if the progress is not 100%, as shown in the following example. In the Project Planning module you have budgeted 100 cubic meters of soil. However, only 80 cubic meters of soil need to be deposited. Once the work is ready, select this field and enter 80% in the Phys. Progress [%] field because you only needed 80% of the total budgeted quantity. If the progress is not 100%, the difference when compared to the budget can be settled, if: The To be Settled check box in the Element (tpptc1100s000) session is selected for the selected element. The selected cost object belongs to an extension for which the Extension Type field in the Extension (tpptc0110s000) session is set to Quantities to be Settled.
Phys. Progress [%] | The progress expressed as a percentage of the total budgeted quantity or time, for all the cost types. This field can be used when all the cost types are to be updated with the same progress percentage. If any of the cost type progress percentages are changed, then this field is set to zero.
Material | The progress percentage of the labor cost object.
Labor | The progress percentage for the item cost object.
Equipment | The progress percentage for the equipment cost object.
Subcontracting | The progress percentage of the subcontracting cost object.
Sundry Cost | The progress percentage of the 'sundry item' cost object.