| # Standard Activity (tppdm1110s000) Use this session to maintain details of the currently selected standard activity. Related topics To use an activity structure To use an organization breakdown structure Activity The code that identifies the standard activity. Description The description or name of the code. Search Key The search key for the activity. Activity Type A activity structure can contain multiple levels of activities so as to subdivide the project scope into manageable packages of work. For this reason, the contents of the activity in the activity structure can differ. Other types of activities are often implicated, depending on their place in the activity structure. Unit The unit of measure appropriate to the activity for quantity. Unit The description or name of the code. Time Unit The time unit appropriate to the activity for duration. Production Rate The expected rate of production for this activity. This is expressed in the number of production units per time unit. Phys. Progress Registr. The default level at which you want to record progress against this activity. Critical Capacity Type Indicates which of the cost types is the critical one for the delivery of this activity. Earned Value Method The type of earned value method determines how budget amounts are to be released in the time-phased budget. Text If this check box is selected, the current activity has an associated text, which you can access by clicking the Text button. |