| # Physical Progress by Activity/Labor (tpppc1141s000) Use this session to maintain the progress for the combination of the activity cost object and the labor cost object. Related topics To use progress processing Project The code that identifies the project. Description The description or name of the code. Project The project's current status. Date The date the progress for this particular project and its element or activity is entered. Activity The activity code. Description The description or name of the code. Status The work authorization status of the activity. Labor The labor code. Labor The description or name of the code. Labor Phys. Progress This field indicates whether the progress for the cost type Labor is recorded in project monitoring by cost object or control code. Budget Quantity The budgeted quantity of labor. Unit A financially independent part of your organization that consists of entities such as departments, work centers, warehouses, and projects. The enterprise unit's entities must all belong to the same logistic company, but a logistic company can contain multiple enterprise units. An enterprise unit is linked to a single financial company. When you carry out logistic transactions between enterprise units, these are posted in the financial companies to which each enterprise unit is linked. You can define the relationships between the enterprise units, and thus the goods transfer that can take place between the enterprise units. To use invoicing and pricing between enterprise units, you must link the enterprise units to internal business partners. You can use enterprise units to do separate financial accounting for parts of your business. For example, you can define enterprise units for separate parts of your organization that belong to one logistic company, but that are located in different countries. The accounting of each enterprise unit is performed in each country's national currency, and in the financial company linked to the enterprise unit. Reported Completed Indicates whether the selected cost object has been reported as completed. A cost object can be reported as completed even if the progress is not 100%, as shown in the following example. In the Project Planning module you have budgeted 100 cubic meters of soil. However, only 80 cubic meters of soil need to be deposited. Once the work is ready, select this field and enter 80% in the Phys. Progress [%] field because you only needed 80% of the total budgeted quantity. If the progress is not 100%, the difference when compared to the budget can be settled, if: The To be Settled check box in the Element (tpptc1100s000) session is selected for the selected element. The selected cost object belongs to an extension for which the Extension Type field in the Extension (tpptc0110s000) session is set to Quantities to be Settled. Phys. Progress [%] The progress of the selected cost object or control code, expressed as a percentage of the total budgeted quantity or time. Phys. Progress [Qty.] The progress of the selected cost object or control code, expressed as a quantity or amount of time. Print Physical Progress by Activity/Cost Object Starts the Print Physical Progress by Activity/Cost Object (tpppc1422m000) session which prints details of the progress of activities for a project. Print Activity Physical Progress Form Starts the Print Activity Physical Progress Form (tpppc1460m000) session which prints a form showing progress details for activities. Print Physical Progress Form by Activity/Cost Object Starts the Print Physical Progress Form by Activity/Cost Object (tpppc1423m000) session which prints a form showing progress details for a combination of activity and cost object. Print Physical Progress Form by Activity Starts the Print Physical Progress Form by Activity (tpppc1429m000) session which prints a form showing progress details of the history of activities. |