| # Generate Performance Measurement (tpppc5200m000) Use this session to generate performance measurement data up to a specified period. Four levels of measurement are available: activity, activity/cost type, project OBS and OBS/cost type. Performance measurement can also be generated against the old baseline and old version, if available. A generate code is actual if the used baseline is the latest approved baseline and the used version is Actual. A version is actual between its start time and finish time. Related topics To register cost forecast How LN calculates the performed Selection Range Until Period The cost-control year up to which performance measurement is generated. Until Period The cost-control period up to which performance measurement is generated. Generate Code The generate code contains a top down budget version code and a baseline. For this generate code the performance measurement data is generated. Enter a generate code of zero and LN creates a new generate code consisting of the actual version of the project and the newly approved baseline. A generate code is Actual if the used baseline is the latest approved baseline and the used TPB version is Actual. If the generate code is Actual you can run an update with this generate code of the already created performance data. If the generate code is not actual then the performance data of this code is overwritten. If a generate code is reused all old performance data belonging to this generate code is deleted. Note If you select more than one project the generate code field is disabled and LN looks up a generate code in the Performance-Measurement Generate Codes (tpppc5500m000) session in a descending way. Handle Existing Codes Actual Generate Codes Select Create or Update as required. Not Actual Generate Codes Select Create or Overwrite as required. Options Scheduled Work If this check box is selected, scheduled work is used in the performance measurement. Budget at Completion If this check box is selected, the amount of budget at completion is taken into account in the performance measurement. Performed If this check box is selected, the date of the last performed update is taken into account in the performance measurement. Estimate at Completion If this check box is selected, the estimate-at-completion value is used to determine what the cost is at the end of a project. Actuals If this check box is selected, the date of the last update of Actuals and Commitments is used in the performance measurement. |