| Print Project Manager's Project-Control Report (tpppc4413m000) |  |
| Use this session to print control reports at the element level. Reports can be based on element by cost type, cost component, control code, or cost object. You can make a choice between two reports, while you are entering the print job: The Foreman's Control Report, which prints budgeted/actual/allowed quantities. The Project Manager's Control Report, which prints budgeted/actual/allowed amounts in the currency that is specified in this session.
Fields | Description
Level to be Printed | The level on which the data is printed. The levels at which cost control is generated are selected in the Project - Cost Control Levels (tppdm6102m000) session. Possible values
Payment Price per Unit | You can print out the amount per unit calculated from the budget line or calculated from the element. The formula is: amount per unit = amount / quantity
Calculation for Elements that cannot be Settled | Elements that cannot be settled can be included in the report with their actual progress or their allowed progress.
Period to | The year up to which the level is to be printed.
/ | The period up to which the level is to be printed. The costs for the report are accumulated up to this period.
Currency | A generally accepted medium of exchange (such as: coins, treasury notes, and banknotes). ERP LN distinguishes two currency types: Home currency, used internally by companies for example, to calculate costs, to record budgets, and to register tax amounts Transaction currency, used in transactions with business partners, such as orders and invoices
Commitments | If this check box is selected, the commitments are taken as costs.
Sort Project by | Indicates how you want the project to be sorted.
Material | If this check box is selected, this cost control cost type is printed.
Labor | If this check box is selected, this cost control cost type is printed.