| Physical Progress by Activity/Sundry Cost (tpppc1144s000) |  |
| Use this session to maintain the progress for the combination of the activity cost object and the sundry costs cost object. Related topics To use progress processing
Fields | Description
Project | The code that identifies the project.
Description | The description or name of the code.
Status | The project status.
Date | The date the progress for this particular project and its element or activity is entered.
Activity | The activity code.
Description | The description or name of the code.
Status | The work authorization status of the activity.
Sundry Cost | The sundry costs code.
Description | The description or name of the code.
Sundry Cost Phys. Progress | Indicates how the progress for the cost type sundry costs is recorded in project monitoring.
Reported Completed | Indicates whether the selected cost object has been reported as completed. A cost object can be reported as completed even if the progress is not 100%, as shown in the following example. In the Project Planning module you have budgeted 100 cubic meters of soil. However, only 80 cubic meters of soil need to be deposited. Once the work is ready, select this field and enter 80% in the Phys. Progress [%] field because you only needed 80% of the total budgeted quantity. If the progress is not 100%, the difference when compared to the budget can be settled, if: The To be Settled check box in the Element (tpptc1100s000) session is selected for the selected element. The selected cost object belongs to an extension for which the Extension Type field in the Extension (tpptc0110s000) session is set to Quantities to be Settled.
Phys. Progress [%] | The progress of the selected cost object or control code, expressed as a percentage of the total budgeted quantity or time.