| Create Project from Template (tppdm6200m000) |  |
| Use this session to create a project from a template with or without a structure, or to create an addition to an existing structure. In the case of creating a new project, you can only use a structure if the template code has a structure relation. In the case of adding an additional structure, you can decide to pick another template code than your own and link a template-related structure to the parent of your structure. If you click the Continue button, you will get an error report, or the new project or additional structure is created. Related topics To use templates
Fields | Description
Project | The description or name of the code.
Description | The description or name of the code.
Status | The project status.
Address Code Project | Enter a default for your project.
Description | The description or name of the code.
Source Template | Link the template code.
Description | The description or name of the code.
Enterprise Unit | Enter a default for your project.
Description | The description or name of the code.
Start Date | Enter a default start date for your project.
Finish Date | Enter a default finish date for your project. The finish date of the project is defaulted to start date + the duration in days specified in the project data template.
Create Element Structure | If this check box is selected, you use the element structure that is linked to the project template in the Project Template Codes (tppdm5100m000) session. Note The activity defined in the element template is only used if both structures are copied. If you need a more detailed structure, you can also use this session to link an additional structure from a different template to your existing structure in the planning phase. Prerequisites are: No overlap is allowed, which means that the elements cannot be the same in both the structures. The value you enter in the Parent Element field becomes the top of the added template structure. If you leave the Parent Element field empty, the template structure is added next to the existing structure. This results in multiple tops. OBS structure that is linked to your project must be the same as the OBS code of the template you copy a structure from. If your project has no OBS linked to it, you can only use a template code with no OBS.
Create Activity Structure | If this check box is selected, you use the activity structure that is linked to the project template code in the Project Template Codes (tppdm5100m000) session. You can use this session to create or link a structure from a template. Prerequisites are: Parent activity cannot be a milestone. Top from the activity template structure must have an activity type that can be linked to the defined parent activity. OBS structure that is linked to your project must be the same as the OBS code of the template you copy a structure from. If your project has no OBS linked to it, you can only use a template code with no OBS.
Parent Activity | This structure code becomes the top and the parent of the additional structure you enter in the Activities (tppss2500m000) session.
Parent Element | This parent becomes the top and the parent of the additional structure you enter in the Elements (tpptc1500m000) session.
Ship-from Address | Enter a default for your project.
Description | The description or name of the code.
Target Plan | It is a version of an activity structure. You can maintain alternative plans for a project. The active plan is the plan you actually use.
Description | The description or name of the code.