<?xml version="1.0" encoding="utf-8"?>
<Session ID="/baanerp/tp/ptc/tpptc5113s000" xml:lang="en">
	<Header>
		<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">EV Maximum Percentage Related Data (tpptc5113s000)</Title>
	</Header>
	<HelpTopic><AimSection><Paragraph>Use this session to maintain the maximum percentages of a selected activity that has an <Link href="/baanerp/tp/glossary/glossary#EarnedValueC.tp" role="glossary">earned value method</Link> of Percentage Completed or Level of Effort.</Paragraph>
		</AimSection>
		<GeneralSection><Paragraph>You can enter the percentages by method or by <Link href="/baanerp/tp/glossary/glossary#000006" role="glossary">cost-type</Link> within method.</Paragraph>
			<Paragraph>You must specify the project and the <Link href="/baanerp/tp/glossary/glossary#TimePhBudget.tp" role="glossary">time phase budget</Link> version of the activity.</Paragraph>
		</GeneralSection>
		<RelatedTopics><SectionTitle>Related topics</SectionTitle>
			<RelTopic><Link href="/baanerp/tp/onlinemanual/000070" role="manual">To use earned value related data</Link>
			</RelTopic>
			<RelTopic><Link href="/baanerp/tp/onlinemanual/000159" role="manual">To use an earned value method</Link>
			</RelTopic>
		</RelatedTopics>
	</HelpTopic>
	<Fields><FieldHelp ID="tpptc515.cprj"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Project</Title>
			</Header>
			<FuncDesc>The code that uniquely identifies the <Link href="/baanerp/tp/glossary/glossary#000063" role="glossary">project</Link>.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tppdm600.psts"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Project</Title>
			</Header>
			<FuncDesc>The project's status.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="current.vers"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Current Version</Title>
			</Header>
			<FuncDesc>You can enter data in this version for this project.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tpptc515.cact"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Activity</Title>
			</Header>
			<FuncDesc>The code that uniquely identifies the activity.</FuncDesc>
			<RelatedTopics><SectionTitle>Related topics</SectionTitle>
				<RelTopic><Link href="/baanerp/tp/glossary/glossary#000005" role="glossary">activity</Link>
				</RelTopic>
			</RelatedTopics>
		</FieldHelp>
		<FieldHelp ID="version"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Version</Title>
			</Header>
			<FuncDesc>The version in which the data of the activity is stored.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tppss200.mevl"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Earned Value Method</Title>
			</Header>
			<FuncDesc>The relevant EV-method.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="pcmx"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Maximum Percentage</Title>
			</Header>
			<FuncDesc>Budget amounts are released in proportion to the percentual progress of the activity. If the earned value method is Percentage Completion and you change the maximum percentage of the activity to 90 percent, this means that the budget is released upto 90 percent, the other 10 is only released if the activity is finished.</FuncDesc>
			<RelatedTopics><SectionTitle>Related topics</SectionTitle>
				<RelTopic><Link href="/baanerp/tp/onlinemanual/000159" role="manual">To use an earned value method</Link>
				</RelTopic>
			</RelatedTopics>
		</FieldHelp>
		<FieldHelp ID="txta.yn"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Text</Title>
			</Header>
			<FuncDesc>If this check box is selected, the activity has an associated text, which you can view by clicking the Text button on the toolbar.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tpptc515.pcit"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Material Maximum %</Title>
			</Header>
			<FuncDesc>EV-method: Milestone The percentage of the budgeted material amount of the activity assigned to the milestone which is linked to the activity.</FuncDesc>
			<SimpleSection><Paragraph>EV-method: Start and End Percentage: The percentage of the budgeted material amount of the activity that is released at the start of the activity.</Paragraph>
				<Paragraph>EV-method: Percentage Completed or Level of Effort: The maximum percentage for the cost-type material. It is calculated over the budgeted material amount of the activity, and is the maximum BCWS which can occur for this cost-type during the activity.</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tpptc515.pcts"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Labor Maximum %</Title>
			</Header>
			<FuncDesc>EV-method: Milestone The percentage of the budgeted labor amount of the activity assigned to the milestone which is linked to the activity.</FuncDesc>
			<SimpleSection><Paragraph>EV-method: Start and End Percentage: The percentage of the budgeted labor amount of the activity that is released at the start of the activity.</Paragraph>
				<Paragraph>EV-method: Percentage Completed or Level of Effort: The maximum percentage for the cost-type labor. It is calculated over the budgeted labor amount of the activity, and is the maximum BCWS which can occur for this cost-type during the activity.</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tpptc515.pceq"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Equipment Maximum %</Title>
			</Header>
			<FuncDesc>EV-method: Milestone The percentage of the budgeted equipment amount of the activity assigned to the milestone which is linked to the activity.</FuncDesc>
			<SimpleSection><Paragraph>EV-method: Start and End Percentage: The percentage of the budgeted equipment amount of the activity that is released at the start of the activity.</Paragraph>
				<Paragraph>EV-method: Percentage Completed or Level of Effort: The maximum percentage for the cost-type equipment. It is calculated over the budgeted equipment amount of the activity, and is the maximum BCWS which can occur for this cost-type during the activity.</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tpptc515.pcsb"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Subcontr. Maximum %</Title>
			</Header>
			<FuncDesc>EV-method: Milestone The percentage of the budgeted subcontracting amount of the activity assigned to the milestone which is linked to the activity.</FuncDesc>
			<SimpleSection><Paragraph>EV-method: Start and End Percentage: The percentage of the budgeted subcontracting amount of the activity that is released at the start of the activity.</Paragraph>
				<Paragraph>EV-method: Percentage Completed or Level of Effort: The maximum percentage for the cost-type subcontracting. It is calculated over the budgeted subcontracting amount of the charge element, and is the maximum BCWS which can occur for this cost-type during the activity.</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tpptc515.pcsn"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Sundry Costs Max. %</Title>
			</Header>
			<FuncDesc>EV-method: Milestone The percentage of the budgeted sundry cost amount of the activity assigned to the milestone which is linked to the activity.</FuncDesc>
			<SimpleSection><Paragraph>EV-method: Start and End Percentage: The percentage of the budgeted sundry cost amount of the activity that is released at the start of the activity.</Paragraph>
				<Paragraph>EV-method: Percentage Completed or Level of Effort: The maximum percentage for the cost-type sundry cost. It is calculated over the budgeted sundry cost amount of the activity, and is the maximum BCWS which can occur for this cost-type during the activity.</Paragraph>
			</SimpleSection>
		</FieldHelp>
	</Fields>
</Session>
