<?xml version="1.0" encoding="utf-8"?>
<Session ID="/baanerp/ti/pcs/tipcs4101m000" xml:lang="en">
	<Header>
		<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Activities (tipcs4101m000)</Title>
	</Header>
	<HelpTopic><AimSection><Paragraph>In the overview session you can list the activities by project.</Paragraph>
		</AimSection>
		<GeneralSection><Paragraph>In the details session you can define activities.</Paragraph>
			<List><ListIntro>Activities are used to perform network planning by project, and to:</ListIntro>
				<ListItem>Determine the rough material and capacity requirements of the project which are planned with activities;</ListItem>
				<ListItem>Control the (final) assembly planning for the project;</ListItem>
				<ListItem>Define modules in module planning;</ListItem>
				<ListItem>Record a project structure in the <GUIRef href="/baanerp/ti/pcs/tipcs2115m000" role="session">Project Structure (tipcs2115m000)</GUIRef> session.</ListItem>
			</List>
			<Note><SectionTitle>Note</SectionTitle>
				<List><ListIntro>A record cannot be deleted if:</ListIntro>
					<ListItem>The project has Canceled, Finished, Closed or Archived status;</ListItem>
					<ListItem>The hours spent are &gt; zero;</ListItem>
					<ListItem>Activity is used in the <GUIRef href="/baanerp/ti/pcs/tipcs2115m000" role="session">Project Structure (tipcs2115m000)</GUIRef> session</ListItem>
					<ListItem>Activity is used in the <GUIRef href="/baanerp/ti/pcs/tipcs4110m000" role="session">Activity Relationships (tipcs4110m000)</GUIRef> session</ListItem>
					<ListItem>Activity is used in the <GUIRef href="/baanerp/ti/pcs/tipcs4120m000" role="session">Module Planning (tipcs4120m000)</GUIRef> session</ListItem>
				</List>
			</Note>
		</GeneralSection>
		<RelatedTopics><SectionTitle>Related topics</SectionTitle>
			<RelTopic><Link href="/baanerp/ti/onlinemanual/000178" role="manual">Network planning</Link>
			</RelTopic>
		</RelatedTopics>
	</HelpTopic>
	<Fields><FieldHelp ID="tipcs400.cprj"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Project</Title>
			</Header>
			<FuncDesc><Link href="/baanerp/ti/glossary/glossary#000023" role="glossary">project</Link>
			</FuncDesc>
			<Note><SectionTitle>Note</SectionTitle>
				<Paragraph>It is not allowed to have a project of the <GUIRef href="/baanerp/tc/domains/kopr#budget" role="enum">Budget</GUIRef> type. Budgets are only used for financial transactions, so you cannot add activities for a budget.</Paragraph>
			</Note>
		</FieldHelp>
		<FieldHelp ID="tipcs400.cact"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Activity</Title>
			</Header>
			<FuncDesc>This code identifies an activity in the network planning for a project.</FuncDesc>
			<DefaultValue><SectionTitle>Default value</SectionTitle>
				<Paragraph>As a rule, SSA ERP takes the last sequence number incremented with1.</Paragraph>
			</DefaultValue>
		</FieldHelp>
		<FieldHelp ID="tipcs400.seak"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Search Key</Title>
			</Header>
			<FuncDesc><Link href="/baanerp/tp/glossary/glossary#000001" role="glossary">search key</Link>
			</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.tano"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Task</Title>
			</Header>
			<FuncDesc>The <Link href="/baanerp/ti/glossary/glossary#Task.ti" role="glossary">task</Link> you want to link to the activity.</FuncDesc>
			<SimpleSection><List><ListIntro>The task entered is used:</ListIntro>
					<ListItem>in the <GUIRef href="/baanerp/bp/tmm/bptmm1170m000" role="session">PCS Project Hours (bptmm1170m000)</GUIRef> session when hours are entered for an activity;</ListItem>
					<ListItem>to store more detailed information about the activity.</ListItem>
				</List>
			</SimpleSection>
			<RelatedTopics><SectionTitle>Related topics</SectionTitle>
				<RelTopic><Link href="/baanerp/ti/glossary/glossary#Routing.ti" role="glossary">routing</Link>
				</RelTopic>
			</RelatedTopics>
		</FieldHelp>
		<FieldHelp ID="tipcs400.cwoc"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Work Center</Title>
			</Header>
			<FuncDesc><Link href="/baanerp/ti/glossary/glossary#000000000000036" role="glossary">work center</Link>
			</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.acmn"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Activity Manager</Title>
			</Header>
			<FuncDesc><Link href="/baanerp/ti/glossary/glossary#ActiviManage.ti" role="glossary">activity manager</Link>
			</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.rcld"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Capacity Load Table</Title>
			</Header>
			<FuncDesc>Capacity load tables indicate how the rough capacity requirement is divided over the activity duration. The percentage of the lead time (activity duration) is on the horizontal axis. The vertical axis shows the percentage of the capacity requirement (that part of the activity which must be finished after a certain activity duration). This capacity requirement is the rough capacity recorded for the activity.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.ecpr"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Rough</Title>
			</Header>
			<FuncDesc>The globally needed capacity in hours for the execution of the relevant activity.</FuncDesc>
			<SimpleSection><Paragraph>Enter the estimated capacity-requirements in hours for the relevant activity. Using the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session, the capacity-load table is used for planning the global capacity-requirements for the relevant activity.</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tipcs400.eplf"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Planning Factor</Title>
			</Header>
			<FuncDesc>Enter the planning factor that is used in calculating the default activity duration.</FuncDesc>
			<SimpleSection><Paragraph>The planning factor indicates how many employees or machines are employed simultaneously for the execution of an activity. SSA ERP only uses this factor to calculate the default duration of the activity on the basis of the global capacity requirements and the available hours by day.</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tipcs400.acap"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Available Capacity</Title>
			</Header>
			<FuncDesc>Enter the available capacity in hours per day. This capacity is used to calculate the default activity-duration. The planning factor enables you to record the available capacity in hours per day for each employee or machine.</FuncDesc>
			<SimpleSection><Paragraph>Based on this capacity, SSA ERP calculates the default duration of an activity using the appropriate formula:</Paragraph>
				<Paragraph>Default acitivity duration = Rough capacity requirement / (Planning factor x Available capacity)</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tipcs400.adur"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Activity Duration</Title>
			</Header>
			<FuncDesc></FuncDesc>
			<SimpleSection><List><ListIntro>Enter the activity duration in days. SSA ERP determines the default activity duration as follows, based on:</ListIntro>
					<ListItem>The estimated capacity requirements</ListItem>
					<ListItem>The planning factor</ListItem>
					<ListItem>The available capacity</ListItem>
				</List>
				<Paragraph>Activity Duration = Estimated capacity requirements / (Planning Factor x Available Capacity)</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tipcs400.esdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Earliest Start Date</Title>
			</Header>
			<FuncDesc>The earliest start date for the activity is the earliest date on which the activity can be started. This date is determined using the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.lsdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Latest Start Date</Title>
			</Header>
			<FuncDesc>The last start date of the activity is the last date on which the activity can be started. Determine this date by using the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.efdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Earliest End Date</Title>
			</Header>
			<FuncDesc>The earliest end date of the activity is the earliest date on which the activity can be finished. Determine this date by using the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.lfdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Latest End Date</Title>
			</Header>
			<FuncDesc>The latest finish date for the activity is the latest date on which the activity can be finished. This date is determined using the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.totf"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Total Float</Title>
			</Header>
			<FuncDesc>The total float of an activity is the maximum time expressed in (working) days in which that activity can be shifted without affecting the planned completion date of the relevant project.</FuncDesc>
			<SimpleSection><Paragraph>The total float-time is calculatd:</Paragraph>
				<Paragraph>Total Float = Latest Finish - Earliest Start - Activity Duration</Paragraph>
				<Paragraph>The latest finish date and earliest start date are expressed in project days.</Paragraph>
			</SimpleSection>
			<RelatedTopics><SectionTitle>Related topics</SectionTitle>
				<RelTopic><Link href="/baanerp/ti/onlinemanual/000150" role="manual">Float times</Link>
				</RelTopic>
			</RelatedTopics>
		</FieldHelp>
		<FieldHelp ID="tipcs400.fref"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Free Float</Title>
			</Header>
			<FuncDesc>The free float is the number of (work)days that the start of an activity can be delayed without affecting the float of subsequent activities.</FuncDesc>
			<SimpleSection><Paragraph>The free float is determined by the network planning process. It cannot be modified by the user.</Paragraph>
			</SimpleSection>
			<RelatedTopics><SectionTitle>Related topics</SectionTitle>
				<RelTopic><Link href="/baanerp/ti/onlinemanual/000150" role="manual">Float times</Link>
				</RelTopic>
			</RelatedTopics>
		</FieldHelp>
		<FieldHelp ID="tipcs400.dsdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Desired Start Date</Title>
			</Header>
			<FuncDesc>The desired start date is the date on which you want to start the execution of the relevant activity. This date is only used for information. However, the desired start date is compared to the earliest and latest finish dates and the reference date by the <GUIRef href="/baanerp/ti/pcs/tipcs4211m000" role="session">Generate Network Messages (tipcs4211m000)</GUIRef> session, which can result in the creation of exception messages.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.dfdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Desired Finish Date</Title>
			</Header>
			<FuncDesc>The desired finish date is the date on which you want to stop the execution of the relevant activity. This date is only used for information. However, the desired finish date is compared to the earliest and latest finish date and the reference date with the <GUIRef href="/baanerp/ti/pcs/tipcs4211m000" role="session">Generate Network Messages (tipcs4211m000)</GUIRef> session, which can result in the creation of exception messages.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.asdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Actual Start Date</Title>
			</Header>
			<FuncDesc>Enter the actual start date, provided that the <GUIRef href="/baanerp/ti/pcs/tipcs4101m000#tipcs400.pctc" role="formfield">Percentage Completed</GUIRef> field does not read 100%.</FuncDesc>
			<Note><SectionTitle>Note</SectionTitle>
				<Paragraph>The actual start date is also updated by the <GUIRef href="/baanerp/bp/tmm/bptmm1203m000" role="session">Process Hours and Expenses (bptmm1203m000)</GUIRef> session once you have entered hours for the relevant activity using the <Link href="/baanerp/bp/tmm/bptmm1170m000" role="session">PCS Project Hours (bptmm1170m000)</Link> session.</Paragraph>
			</Note>
		</FieldHelp>
		<FieldHelp ID="tipcs400.afdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Actual End Date</Title>
			</Header>
			<FuncDesc>Enter the actual finish date, provided that the field Percentage Completed does not read 100%.</FuncDesc>
			<Note><SectionTitle>Note</SectionTitle>
				<List><ListIntro>The actual end date is updated if you:</ListIntro>
					<ListItem>Enter hours for the relevant activity in the <GUIRef href="/baanerp/bp/tmm/bptmm1203m000" role="session">Process Hours and Expenses (bptmm1203m000)</GUIRef> session.</ListItem>
					<ListItem>Execute a network calculation in the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session.</ListItem>
				</List>
			</Note>
		</FieldHelp>
		<FieldHelp ID="tipcs400.pctc"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Percentage Completed</Title>
			</Header>
			<FuncDesc>Enter the percentage completed for the activity. You can only enter a percentage if the <GUIRef href="/baanerp/ti/pcs/tipcs4101m000#tipcs400.aupc" role="formfield">Autom. Update</GUIRef> check box is cleared.</FuncDesc>
			<SimpleSection><Paragraph>If the <GUIRef href="/baanerp/ti/pcs/tipcs4101m000#tipcs400.aupc" role="formfield">Autom. Update</GUIRef> check box is selected, the percentage completed is automatically determined. The calculation is as follows:</Paragraph>
				<List><ListItem><Paragraph>If hours are entered in the <GUIRef href="" role="manual">Rough Capacity Requirements</GUIRef> field:</Paragraph>
						<Paragraph>Percentage completed = Spent hours / Rough capacity requirements</Paragraph>
					</ListItem>
					<ListItem><Paragraph>If no hours are entered in the <GUIRef href="" role="manual">Rough Capacity Requirements</GUIRef> field:</Paragraph>
						<Paragraph>Percentage completed = Spent hours / (Planning factor x Available capacity x Actual duration)</Paragraph>
					</ListItem>
				</List>
				<Paragraph>The percentage completed shows the activity's progress. The <GUIRef href="/baanerp/ti/pcs/tipcs4101m000#tipcs400.ascp" role="formfield">Hours Spent</GUIRef> field is updated if you book hours for the activity in the <GUIRef href="/baanerp/bp/tmm/bptmm1100m000" role="session">Hours and Expenses by Employee Overview (bptmm1100m000)</GUIRef> session. If the booked hours for the activity exceed the number of hours in the <GUIRef href="" role="manual">Rough Capacity Requirements</GUIRef> field, you would expect a percentage in the <GUIRef href="/baanerp/ti/pcs/tipcs4101m000#tipcs400.pctc" role="formfield">Percentage Completed</GUIRef> field that is higher than 100%. However, the value displayed in the <GUIRef href="/baanerp/ti/pcs/tipcs4101m000#tipcs400.pctc" role="formfield">Percentage Completed</GUIRef> field will never be higher than 99%. The reason is that if the percentage is not higher than 99%, you can continue booking hours.</Paragraph>
				<Paragraph>If the <GUIRef href="/baanerp/ti/pcs/tipcs4101m000#tipcs400.aupc" role="formfield">Autom. Update</GUIRef> check box is cleared, you can change the percentage manually to 100%. If the percentage is 100%, you cannot book extra hours anymore.</Paragraph>
			</SimpleSection>
			<Note><SectionTitle>Note</SectionTitle>
				<Paragraph>Because of the nonlinear distribution of capacity requirements, the percentage completed is not related to the lead time but to the global capacity requirements. If you choose an automatic calculation of the percentage completed, this percentage is determined on the basis of the global capacity requirements and the actual hours spent.</Paragraph>
			</Note>
		</FieldHelp>
		<FieldHelp ID="tipcs400.aupc"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Autom. Update</Title>
			</Header>
			<FuncDesc>If this check box is selected, the <GUIRef href="/baanerp/ti/pcs/tipcs4101m000#tipcs400.pctc" role="formfield">Percentage Completed</GUIRef> field is automatically determined if you use either the <GUIRef href="/baanerp/bp/tmm/bptmm1203m000" role="session">Process Hours and Expenses (bptmm1203m000)</GUIRef> session when hours transactions are processed, or if you use the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session when a network calculation is performed for the project.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.acal"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Activity Estimation</Title>
			</Header>
			<FuncDesc>If this check box is selected, the field indicates whether the relevant activity must be included in the estimated cost-price calculation for the project. This can be especially important for indirect activities, such as engineering.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="cprj.status"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Status</Title>
			</Header>
			<FuncDesc>Indicates the current progress of the project.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.ecpa"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Aggregated Capacity Requirements</Title>
			</Header>
			<FuncDesc>The aggregated capacity requirements in hours, depending on work center where the activity is scheduled to be carried out. The aggregated capacity requirements are calculated with the <GUIRef href="/baanerp/ti/pcs/tipcs4201m000" role="session">Aggregate Estimated Capacity to Project (tipcs4201m000)</GUIRef> session on the basis of the project structure and the project engineering. This is only possible if the operations have been linked to activities in the routing. Dependent on the value of the <GUIRef href="/baanerp/ti/rou/tirou0101m000#tirou001.ccap" role="formfield">Critical Capacity for Planning</GUIRef> field in the <GUIRef href="/baanerp/ti/rou/tirou0101m000" role="session">Work Centers (tirou0101m000)</GUIRef> session, <GUIRef href="/baanerp/tc/domains/ccap#man.capacity" role="enum">Man Capacity</GUIRef> or <GUIRef href="/baanerp/tc/domains/ccap#mach.capacity" role="enum">Machine Capacity</GUIRef> is used to calculate the aggregated capacity requirements.</FuncDesc>
			<SimpleSection><Paragraph>The aggregated capacity-requirements are only shown for your information and can be used for checking or monitoring the rough planned hours by activity.</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tipcs400.ascp"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Hours Spent</Title>
			</Header>
			<FuncDesc>The actual hours spent on the relevant activity. Based on the transaction hours linked to the activity, SSA ERP automatically updates this value in the <GUIRef href="/baanerp/bp/tmm/bptmm1203m000" role="session">Process Hours and Expenses (bptmm1203m000)</GUIRef> session.</FuncDesc>
			<SimpleSection><Paragraph>SSA ERP displays the number of hours spent as calculated by the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session.</Paragraph>
			</SimpleSection>
		</FieldHelp>
	</Fields>
	<FormCommands><CommandHelp ID="exec.user.option.1"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Projects</Title>
			</Header>
			<FuncDesc>SSA ERP starts the <GUIRef href="/baanerp/ti/pcs/tipcs2101m000" role="session">Projects (tipcs2101m000)</GUIRef> session in which you can maintain project data.</FuncDesc>
		</CommandHelp>
		<CommandHelp ID="exec.user.option.2"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Activity Relationships</Title>
			</Header>
			<FuncDesc>SSA ERP starts the <GUIRef href="/baanerp/ti/pcs/tipcs4110m000" role="session">Activity Relationships (tipcs4110m000)</GUIRef> session in which you can maintain the activity relations of the project.</FuncDesc>
		</CommandHelp>
		<CommandHelp ID="exec.user.option.5"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Capacity Load Table</Title>
			</Header>
			<FuncDesc>Starts the <GUIRef href="/baanerp/ti/pcs/tipcs4131m000" role="session">Capacity Load Table (tipcs4131m000)</GUIRef> session in which you can maintain the capacity load table attached to the given activity.</FuncDesc>
		</CommandHelp>
		<CommandHelp ID="exec.user.option.6"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Generate Network Planning</Title>
			</Header>
			<FuncDesc>Click to generate the network plan for the given project.</FuncDesc>
		</CommandHelp>
		<CommandHelp ID="exec.user.option.3"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Rough Capacity Utilization by Project</Title>
			</Header>
			<FuncDesc>Click to display the rough capacity utilization for the given project and activity.</FuncDesc>
		</CommandHelp>
		<CommandHelp ID="exec.user.option.4"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Rough Capacity Util. by Work Center</Title>
			</Header>
			<FuncDesc>Click to display the rough capacity utilization for the given work center and activity.</FuncDesc>
		</CommandHelp>
	</FormCommands>
</Session>
