| # Performance Measurement Activity (tpppc5540m000) Use this session to display performance measurement data. Related topics To register cost forecast How LN calculates the performed Project The code that identifies the project for which performance measurement data is displayed. Description The description or name of the code. Generate Code The generate codes store the performance measurement data. Currency The currency that is displayed is one of the home currencies. In performance measurement the currency array can be four deep. If you use an independent currency system you can rotate between four currencies. In a dependent situation you can also rotate between the home currencies, but the the amount times the displayed rate is not displayed in the calculated amount and is calculated using the reference currency. Related topics Currency systems Description The description or name of the code. Activity The code that identifies the activity. Description The description or name of the code. Cost Period The year of the cost control period. This is a display field. Cost Period The sequence number of the period linked to the amounts. Cum.Incl.Commitments Planned Value The cumulative planned value including the hard commitment data. Earned Value The cumulative earned value including the hard commitment data. Actual Cost The cumulative actual costs including the hard commitment data. Cost Variance The cumulative cost variance including the hard commitment data. The formula used:
    Cost Variance = earned Value - Actual Cost
CPI The cumulative cost performance index including the hard commitment data. Schedule Variance The cumulative schedule variance. The formula used:
    Schedule Variance = Earned Value - Planned Value
SPI The cumulative schedule performance index. Cum.Excl.Commitments Actual Cost The cumulative actual costs excluding the commitment data. Cost Variance The cumulative cost variance excluding the commitment data . Period Incl.Commit. Earned Value The earned value for the specified period, including the hard commitment data. Actual Cost The actual costs for the specified period, including the hard commitment data. Cost Variance The cost variance for the specified period, including the hard commitment data. Schedule Variance The schedule variance for the specified period. Period Excl.Commit. Cost Variance The cost variance for the specified period, excluding the commitment data. At Completion BAC The budget at completion for the project. EAC The estimate at completion for the project. Variance at Completion The cost variance at completion of the project. The variance is calculated using the formula:
    Variance at Completion = BAC - EAC