| # Performance Measurement OBS (tpppc5560m000) Use this session to list performance measurement data for a project at the OBS level. Related topics To register cost forecast Project The project code. Generate Code The generated codes store information about the generation of performance measurement data. Currency The currency that is displayed is one of the home currencies. In performance measurement the currency array can be four deep. If you use an independent currency system you can rotate between four currencies. In a dependent situation you can rotate between the project and the home currencies. Related topics Currency systems Currency The currency. Related topics Currency systems OBS Element The OBS element to which the data belongs. Cost Control Period The year in which the transaction must be posted to the project history for cost control. The default value of this field is the year of the date of input's cost-control period. If the Cost Control Period = Fiscal Period check box in the Project Progress Parameters (tpppc0100s000) session is selected, the current fiscal year is the default value for this field. Cost Control Period The period. Planned Value The period amount of scheduled work. Earned Value The period amount of performed work. Actual Cost The period amount of actual work. Schedule Variance The schedule variance is calculated as follows: Performed - Scheduled Work Cost Variance The cost variance is calculated as follows: Performed - Actuals EAC The estimated amount at completion. |