| # EV Maximum Percentage Related Data (tpptc5113s000) Use this session to maintain the maximum percentages of a selected activity that has an earned value method of Percentage Completed or Level of Effort. You can enter the percentages by method or by cost-type within method. You must specify the project and the time phase budget version of the activity. Related topics To use earned value related data To use an earned value method Project The code that uniquely identifies the project. Project The project's status. Current Version You can enter data in this version for this project. Activity The code that uniquely identifies the activity. Related topics activity Version The version in which the data of the activity is stored. Earned Value Method The relevant EV-method. Maximum Percentage Budget amounts are released in proportion to the percentual progress of the activity. If the earned value method is Percentage Completion and you change the maximum percentage of the activity to 90 percent, this means that the budget is released upto 90 percent, the other 10 is only released if the activity is finished. Related topics To use an earned value method Text If this check box is selected, the activity has an associated text, which you can view by clicking the Text button on the toolbar. Material Maximum % EV-method: Milestone The percentage of the budgeted material amount of the activity assigned to the milestone which is linked to the activity. EV-method: Start and End Percentage: The percentage of the budgeted material amount of the activity that is released at the start of the activity. EV-method: Percentage Completed or Level of Effort: The maximum percentage for the cost-type material. It is calculated over the budgeted material amount of the activity, and is the maximum planned value which can occur for this cost-type during the activity. Labor Maximum % EV-method: Milestone The percentage of the budgeted labor amount of the activity assigned to the milestone which is linked to the activity. EV-method: Start and End Percentage: The percentage of the budgeted labor amount of the activity that is released at the start of the activity. EV-method: Percentage Completed or Level of Effort: The maximum percentage for the cost-type labor. It is calculated over the budgeted labor amount of the activity, and is the maximum planned value which can occur for this cost-type during the activity. Equipment Maximum % EV-method: Milestone The percentage of the budgeted equipment amount of the activity assigned to the milestone which is linked to the activity. EV-method: Start and End Percentage: The percentage of the budgeted equipment amount of the activity that is released at the start of the activity. EV-method: Percentage Completed or Level of Effort: The maximum percentage for the cost-type equipment. It is calculated over the budgeted equipment amount of the activity, and is the maximum planned value which can occur for this cost-type during the activity. Subcontr. Maximum % EV-method: Milestone The percentage of the budgeted subcontracting amount of the activity assigned to the milestone which is linked to the activity. EV-method: Start and End Percentage: The percentage of the budgeted subcontracting amount of the activity that is released at the start of the activity. EV-method: Percentage Completed or Level of Effort: The maximum percentage for the cost-type subcontracting. It is calculated over the budgeted subcontracting amount of the charge element, and is the maximum planned value which can occur for this cost-type during the activity. Sundry Costs Max. % EV-method: Milestone The percentage of the budgeted sundry cost amount of the activity assigned to the milestone which is linked to the activity. EV-method: Start and End Percentage: The percentage of the budgeted sundry cost amount of the activity that is released at the start of the activity. EV-method: Percentage Completed or Level of Effort: The maximum percentage for the cost-type sundry cost. It is calculated over the budgeted sundry cost amount of the activity, and is the maximum planned value which can occur for this cost-type during the activity. |