| # Generate Physical Progress Master Data by Extension (tpppc1170m000) Use this session to create master progress data, such as project and date for extensions, for the following sessions: Physical Progress by Extension/Material (tpppc1180s000) Physical Progress by Extension/Labor (tpppc1182s000) Physical Progress by Extension/Equipment (tpppc1184s000) Physical Progress by Extension/Subcontracting (tpppc1186s000) Physical Progress by Extension/Sundry Cost (tpppc1187s000) Using this session, you need not enter the master data in the above sessions. You can only generate master data if both the project and the extension meet the following conditions: Project conditions: The project status is Active. The Register Progress check box in the Projects (tppdm6100m000) session is selected. Extension conditions: The extension status is Actual or Final. The Phys. Progress Registration field in the Extension (tpptc0110s000) session reads Extension / Control Code. Depending on the value of the fields in the Projects (tppdm6100m000) session, progress is maintained at the level of cost object codes or cost control codes. Physical Progress Date The date for which the progress data must be generated. Item If this check box is selected, progress is generated for the item cost object. Labor If this check box is selected, progress is generated for the labor cost object. Equipment If this check box is selected, progress is generated for the equipment cost object. Subcontracting If this check box is selected, progress is generated for the subcontracting cost object. Sundry Cost If this check box is selected, progress is generated for the sundry cost cost object. Adopt Previous Figures If this check box is selected, the progress on the Progress Date field is adopted by the newly generated line. Include Final Result If this check box is selected, master lines are generated independently from the value of the Register Progress field for the project or the cost object. Delete Existing Data If this check box is selected, the progress that is newly generated for existing lines replaces the old generated control data progress of these lines. What remains is the new progress. If this check box is cleared, LN will leave the lines that were deleted after generating control data in tact in the history when you generate new progress here. For lines that new progress is generated for, the old lines will be updated. Include Completed If this check box is selected, master data is generated independently from the value of the Reported Completed check box in the sessions. If this check box is selected, master data is generated independently from the value of the Reported Completed check box in the sessions: Physical Progress by Extension/Material (tpppc1180s000) Physical Progress by Extension/Labor (tpppc1182s000) Physical Progress by Extension/Equipment (tpppc1184s000) Physical Progress by Extension/Subcontracting (tpppc1186s000) Physical Progress by Extension/Sundry Cost (tpppc1187s000) |