| # Baselines (tppss0520m000) Use this session to view the baselines (planning) for a project, which you can maintain in the Baseline (tppss0120s000) details session. Related topics To use baselines in Project Project The code that uniquely identifies the project. The description or name of the code. Status The way to characterize a project. LN distinguishes these statuses: Free A project definition has been recorded, but the project has not yet been executed. Changes are still possible. Active During the execution of a project you can release, purchase, and register cost transactions. Finished The project is completed but it has not (yet) been financially closed. You can still register cost transactions. Actual purchase orders cannot be present for the project. Closed The project has been financially closed, the project definition can no longer be changed. Archived The project is stored in an archive company. The project archive company can be used as a repository for historical project data. Baseline The baseline is a snapshot of the active plan's scheduled activities' start and end dates for a specific date and time. Baseline Status If you generate a new time-phased budget, the status of the current baseline can be useful to distinguish different baselines. Note The baseline data cannot be updated after the baseline status is Approved. Approval Date The date and time of approval of the baseline. Derived from Baseline The baseline from which the current baseline is derived. Creation Date The date and time of creation of the baseline. Date of Last Update The date and time the baseline was last updated. |