| # Physical Progress by Activity/Equipment (tpppc1542m000) Use this session to maintain progress for the combination of activity and equipment. Project The project code. Project The project status. Date The date for which forecast will be generated. Prog. Reg. Level This field indicates whether the progress for the cost type Equipment is recorded in project monitoring by cost object or control code. Activity The activity code. Equipment The equipment's code. Related topics equipment Budget Quantity The total budgeted quantity as shown in the control data. Reported Completed If this check box is selected, the production of the selected element is assumed to be completed. If it is not completed, you can still enter a progress. Phys. Progress [%] The progress of the selected cost object or control code expressed as a percentage of the total budgeted quantity or time. You can maintain this field for the selected cost object or project only if the Register Progress field in the Projects (tppdm6100m000) session is Yes. The value of the above field does not have an influence if the Reported Completed check box is not selected. You can always enter the progress. If the Physical Progress > 100% Allowed check box in the Project Progress Parameters (tpppc0100s000) session is selected, you can enter a progress greater than 100%. Example In the Planning module you budgeted 100 cubic meters of soil. However, you deposited an additional 20 cubic meters. In this case, you enter 120%. Phys. Progress [Qty.] The progress of the selected cost object or control code, expressed as a quantity or amount of time. |