| # EV Milestones Related Data (tpptc5111s000) Use this session to maintain the amount or percentage associated with a selected milestone. You can enter the amount or percentage at milestone level, or by cost type within a milestone. You must specify the project and the time phase budget version of the milestone. Related topics To use an earned value method To use earned value related data Project The code that uniquely identifies the project. Description The description or name of the code. Status The project status. Current Version You can enter data in this version for this project. Activity The code that uniquely identifies the activity. Related topics activity Description The description or name of the code. Status The budget status of the activity. Milestone The code that uniquely identifies the milestone. Related topics milestone Milestone The budget status. Version The version in which the data of the activity is stored. Currency The code that uniquely identifies the currency. Related topics project currency Milestone Amount The amount of the milestone. Remainder Activity Amount The remaining activity amount. This is the undistibuted amount of the parent activity or if the element is the TOP activity the amount is the version amount. Milestone % The percentage of the budget that you want to release, the so called budgeted costs of work scheduled. Text If this check box is selected, the activity has an associated text, which you can view by clicking the Text button on the toolbar. Material Amount The budgeted amount of the material cost-type assigned to the milestone. The currency of the amount is the same as the currency of the milestone, and the default value is 20% of the amount entered in the field Milestone Amount. LN issues a warning message, which you can accept or ignore, in the following cases: If the cost type amount, together with other child amounts of the cost type, does exceed the budgetted parent amount of the cost type (taking any currency conversions into account). If the total cost type amount from the childs of this activity exceeds this cost type amount (taking any currency conversions into account). Material % The budgeted percentage of the material cost-type assigned to the milestone. The currency of the amount is the same as the currency of the milestone, and the default value is 20% of the figure entered in the field Milestone %. LN issues a warning message, which you can accept or ignore, if the amount, together with other child amounts, exceeds the budgeted amount of the parent (taking any currency conversions into account). Labor Amount The budgeted amount of the labor cost-type assigned to the milestone. The currency of the amount is the same as the currency of the milestone, and the default value is 20% of the amount entered in the field Milestone Amount. LN issues a warning message, which you can accept or ignore, in the following cases: If the cost type amount, together with other child amounts of the cost type, does exceed the budgetted parent amount of the cost type (taking any currency conversions into account). If the total cost type amount from the childs of this activity exceeds this cost type amount (taking any currency conversions into account). Labor % The budgeted percentage of the labor cost-type assigned to the milestone. The currency of the amount is the same as the currency of the milestone, and the default value is 20% of the figure entered in the field Milestone %. LN issues a warning message, which you can accept or ignore, if the amount, together with other child amounts, exceeds the budgeted amount of the parent (taking any currency conversions into account). Equipment Amount The budgeted amount of the equipment cost-type assigned to the milestone. The currency of the amount is the same as the currency of the milestone, and the default value is 20% of the amount entered in the field Milestone Amount. LN issues a warning message, which you can accept or ignore, in the following cases: If the cost type amount, together with other child amounts of the cost type, does exceed the budgetted parent amount of the cost type (taking any currency conversions into account). If the total cost type amount from the childs of this activity exceeds this cost type amount (taking any currency conversions into account). Equipment % The budgeted percentage of the equipment cost-type assigned to the milestone. The currency of the amount is the same as the currency of the milestone, and the default value is 20% of the figure entered in the field Milestone %. LN issues a warning message, which you can accept or ignore, if the amount, together with other child amounts, exceeds the budgeted amount of the parent (taking any currency conversions into account). Subcontracting Amount The budgeted amount of the subcontracting cost-type assigned to the milestone. The currency of the amount is the same as the currency of the milestone, and the default value is 20% of the amount entered in the field Milestone Amount. LN issues a warning message, which you can accept or ignore, in the following cases: If the cost type amount, together with other child amounts of the cost type, does exceed the budgetted parent amount of the cost type (taking any currency conversions into account). If the total cost type amount from the childs of this activity exceeds this cost type amount (taking any currency conversions into account). Subcontracting % The budgeted percentage of the subcontracting cost-type assigned to the milestone. The currency of the amount is the same as the currency of the milestone, and the default value is 20% of the figure entered in the field Milestone %. LN issues a warning message, which you can accept or ignore, if the amount, together with other child amounts, exceeds the budgeted amount of the parent (taking any currency conversions into account). Sundry Cost Amount The budgeted amount of the material cost-type assigned to the milestone. The currency of the amount is the same as the currency of the milestone, and the default value is 20% of the amount entered in the field Milestone Amount. LN issues a warning message, which you can accept or ignore, in the following cases: If the cost type amount, together with other child amounts of the cost type, does exceed the budgetted parent amount of the cost type (taking any currency conversions into account). If the total cost type amount from the childs of this activity exceeds this cost type amount (taking any currency conversions into account). Sundry Costs % The budgeted percentage of the sundry cost-type assigned to the milestone. The currency of the amount is the same as the currency of the milestone, and the default value is 20% of the figure entered in the field Milestone %. LN issues a warning message, which you can accept or ignore, if the amount, together with other child amounts, exceeds the budgeted amount of the parent (taking any currency conversions into account). |