<?xml version="1.0" encoding="utf-8"?>
<Session ID="/baanerp/ti/pcs/tipcs4502m000" xml:lang="en">
	<Header>
		<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Activity Overview by Project (tipcs4502m000)</Title>
	</Header>
	<HelpTopic><AimSection><Paragraph>Use this session to display the activity list by project.</Paragraph>
		</AimSection>
	</HelpTopic>
	<Fields><FieldHelp ID="tipcs400.cprj"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Project</Title>
			</Header>
			<FuncDesc><Link href="/baanerp/ti/glossary/glossary#000023" role="glossary">project</Link>
			</FuncDesc>
			<RelatedTopics><SectionTitle>Related topics</SectionTitle>
				<RelTopic><Link href="/baanerp/ti/onlinemanual/000175" role="manual">Project types</Link>
				</RelTopic>
			</RelatedTopics>
		</FieldHelp>
		<FieldHelp ID="tipcs030.psts"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Project</Title>
			</Header>
			<FuncDesc>Indicates the current progress of the project.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.cact"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Activity</Title>
			</Header>
			<FuncDesc>This code identifies an activity in the network planning for a project.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.seak"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Search Key</Title>
			</Header>
			<FuncDesc><Link href="/baanerp/tp/glossary/glossary#000001" role="glossary">search key</Link>
			</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.tano"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Task</Title>
			</Header>
			<FuncDesc>SSA ERP shows the number of the <Link href="/baanerp/ti/glossary/glossary#Task.ti" role="glossary">task</Link> linked to the activity.</FuncDesc>
			<SimpleSection><Paragraph>The task number gives more detailed information about the activity.</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tipcs400.cwoc"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Work Center</Title>
			</Header>
			<FuncDesc>The code of the <Link href="/baanerp/ti/glossary/glossary#000000000000036" role="glossary">work center</Link> or the <Link href="/baanerp/ti/glossary/glossary#MainWorkCent.ti" role="glossary">main work center</Link> where the activity is carried out.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.acmn"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Activity Manager</Title>
			</Header>
			<FuncDesc><Link href="/baanerp/ti/glossary/glossary#ActiviManage.ti" role="glossary">activity manager</Link>
			</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="txta.yn"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Text</Title>
			</Header>
			<FuncDesc>This field shows whether or not a text is present.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.rcld"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Capacity Load Table</Title>
			</Header>
			<FuncDesc>A table in which you can define how the rough capacity requirements are to be distributed over the capacity duration. The x coordinate is a percentage of the activity duration. The y coordinate is a percentage of rough capacity requirements.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.ecpr"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Rough Capacity</Title>
			</Header>
			<FuncDesc>The globally needed capacity in hours for the execution of the relevant activity.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.ecpa"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Aggregated Capacity</Title>
			</Header>
			<FuncDesc>The aggregated capacity requirements in hours of the work center where the activity is scheduled to be carried out. The aggregated capacity requirements are calculated in the <GUIRef href="/baanerp/ti/pcs/tipcs4201m000" role="session">Aggregate Estimated Capacity to Project (tipcs4201m000)</GUIRef> session on the basis of the project structure and the project engineering. You can only do this if the operations have been linked to activities in the customized routing. Dependent on the value of the <GUIRef href="/baanerp/ti/rou/tirou0101m000#tirou001.ccap" role="formfield">Critical Capacity for Planning</GUIRef> field in the <GUIRef href="/baanerp/ti/rou/tirou0101m000" role="session">Work Centers (tirou0101m000)</GUIRef> session, <GUIRef href="/baanerp/tc/domains/ccap#man.capacity" role="enum">Man Capacity</GUIRef> or <GUIRef href="/baanerp/tc/domains/ccap#mach.capacity" role="enum">Machine Capacity</GUIRef> is used to calculate the aggregated capacity.</FuncDesc>
			<SimpleSection><Paragraph>The aggregated capacity requirements are only shown for your information and can be used for checking or monitoring the rough planned hours by activity.</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tipcs400.acap"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Average Capacity</Title>
			</Header>
			<FuncDesc>Enter the available capacity in hours per day. This capacity is used to calculate the default activity duration. The planning factor enables you to record the available capacity in hours per day for each employee or machine.</FuncDesc>
			<SimpleSection><Paragraph>Based on this capacity, SSA ERP calculates the default duration of an activity using the appropriate formula:</Paragraph>
				<Paragraph>Default acitivity duration = Rourh capacity requirement / (Planning factor x Available Capacity)</Paragraph>
			</SimpleSection>
		</FieldHelp>
		<FieldHelp ID="tipcs400.eplf"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Planning Factor</Title>
			</Header>
			<FuncDesc>The planning factor indicates how many employees or machines are employed simultaneously for the execution of an activity. This factor is used only to calculate the default duration of the activity on the basis of the global capacity requirements and the available hours per day.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.adur"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Lead Time</Title>
			</Header>
			<FuncDesc><Link href="/baanerp/ti/glossary/glossary#LeadTime.ti" role="glossary">lead time</Link>
			</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.esdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Earliest Start Date</Title>
			</Header>
			<FuncDesc>The earliest date on which the activity can be started. You can determine this date using the <Link href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</Link> session.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.lsdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Latest Start Date</Title>
			</Header>
			<FuncDesc>The last date on which the activity can be started. Determine this date by using the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.efdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Earliest End Date</Title>
			</Header>
			<FuncDesc>Rhe earliest date on which the activity can be completed. Determine this date using the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.lfdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Latest End Date</Title>
			</Header>
			<FuncDesc>The last date on which the activity can be completed. Determine this day using the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.totf"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Total Float</Title>
			</Header>
			<FuncDesc>The total float of an activity is the maximum time expressed in (working) days in which that activity can be shifted without affecting the planned completion date of the relevant project.</FuncDesc>
			<SimpleSection><Paragraph>The total float-time is calculated as follows:</Paragraph>
				<Paragraph>Total Float = Latest Finish - Earliest Start - Activity Duration</Paragraph>
				<Paragraph>The latest finish date and earliest start date are expressed in project days.</Paragraph>
			</SimpleSection>
			<RelatedTopics><SectionTitle>Related topics</SectionTitle>
				<RelTopic><Link href="/baanerp/ti/onlinemanual/000150" role="manual">Float times</Link>
				</RelTopic>
			</RelatedTopics>
		</FieldHelp>
		<FieldHelp ID="tipcs400.fref"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Free Float</Title>
			</Header>
			<FuncDesc>The free float time between one activity and the next. The free float time indicates how many days the activity can be extended without jeopardizing the progress of other related activities.</FuncDesc>
			<RelatedTopics><SectionTitle>Related topics</SectionTitle>
				<RelTopic><Link href="/baanerp/ti/onlinemanual/000150" role="manual">Float times</Link>
				</RelTopic>
			</RelatedTopics>
		</FieldHelp>
		<FieldHelp ID="tipcs400.dsdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Desired Start Date</Title>
			</Header>
			<FuncDesc>The date on which you want to start the relevant activity. This date is only used for information. However, the desired start date is compared to the earliest and latest finish dates and the reference date in the <GUIRef href="/baanerp/ti/pcs/tipcs4211m000" role="session">Generate Network Messages (tipcs4211m000)</GUIRef> session. This can result in the creation of exception messages.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.dfdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Desired Finish Date</Title>
			</Header>
			<FuncDesc>The date on which you want to stop the execution of the relevant activity. This date is only used for information. However, the desired finish date is compared to the earliest and latest finish date and the reference date via the session <GUIRef href="/baanerp/ti/pcs/tipcs4211m000" role="session">Generate Network Messages (tipcs4211m000)</GUIRef>, which can result in the creation of exception messages.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.acal"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Make Estimate</Title>
			</Header>
			<FuncDesc>Indicates whether the relevant activity must be included in the estimated cost-price calculation for the project. This can be especially important for indirect activities, such as engineering.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.llcd"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Low Level Code</Title>
			</Header>
			<FuncDesc>The Low Level code indicates the lowest level at which the activity is found in the activity network for the project. This code is determined by the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.asdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Actual Start Date</Title>
			</Header>
			<FuncDesc>The actual start date for the activity is the date on which its execution was started. SSA ERP fills the actual start date, when transaction hours are processed with the <GUIRef href="/baanerp/bp/tmm/bptmm1203m000" role="session">Process Hours and Expenses (bptmm1203m000)</GUIRef> session, or when a network calculation is executed using the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session. You can change this date manually.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.afdt"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Actual End Date</Title>
			</Header>
			<FuncDesc>The actual finish date for the activity is the date on which time was last spent on or on which the activity was completed. SSA ERP fills the actual finish date, when transaction hours are processed with the <GUIRef href="/baanerp/bp/tmm/bptmm1203m000" role="session">Process Hours and Expenses (bptmm1203m000)</GUIRef> session, or when a network calculation is executed using the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session. You can change this date manually.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.ascp"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Hours Spent</Title>
			</Header>
			<FuncDesc>The actual hours spent on the relevant activity. Based on the hours transactions linked to the activity, SSA ERP automatically updates this value in the <GUIRef href="/baanerp/bp/tmm/bptmm1203m000" role="session">Process Hours and Expenses (bptmm1203m000)</GUIRef> session.</FuncDesc>
		</FieldHelp>
		<FieldHelp ID="tipcs400.pctc"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Percentage Completed</Title>
			</Header>
			<FuncDesc>The percentage completed shows the activity's progress.</FuncDesc>
			<Note><SectionTitle>Note</SectionTitle>
				<Paragraph>Because of the non-linear distribution of capacity-requirements, the percentage completed is not related to the lead-time but to the global capacity-requirements. If you choose an automatic calculation of the percentage completed, this percentage is determined on the basis of the global capacity-requirements and the actual hours spent.</Paragraph>
			</Note>
		</FieldHelp>
		<FieldHelp ID="tipcs400.aupc"><Header>
				<Title xmlns:ssa="http://www.ssaglobal.com" xmlns:HTML="http://www.w3.org/TR/REC-html40">Automatic Update</Title>
			</Header>
			<FuncDesc>This field indicates whether the percentage completed must be automatically determined using either the <GUIRef href="/baanerp/bp/tmm/bptmm1203m000" role="session">Process Hours and Expenses (bptmm1203m000)</GUIRef> session when transaction hours are processed, or the <GUIRef href="/baanerp/ti/pcs/tipcs4210m000" role="session">Generate Network Planning (tipcs4210m000)</GUIRef> session when a network calculation is executed for the project.</FuncDesc>
		</FieldHelp>
	</Fields>
</Session>
