- | # Project Scheduling The project schedule status allows the project manager to track the project schedule and identify variances for the project, if any. The report allows you to review the project performance with respect to the schedule adherence. To view the report, specify: Company The code of the company. Project The code of the project for which the report is generated. Baseline ID The ID of approved project baseline. Baseline Execution Index A measure of baseline execution of the project. Milestone Execution Index A measure of milestone execution of the project. The report displays this data: Activity (Description) The activity linked to the project. Type The type of activity. Duration (Days) The duration of the activity in the project. Base Line Start Date The start date of the activity, as specified in the baseline. Base Line Finish Date The end date of the activity, as specified in the baseline. Actual Start Date The date when the activity is started. Expected Finish Date The date when the activity is expected to finish. This date is the Scheduled Finish Date populated from Infor LN. Actual Finish Date The date when the activity is completed. Start Variance The number of days by which the activity starts prior to or later than the planned date.
      Start Variance = Baseline Start Date - Actual Start Date
- Finish Variance The number of days by which the activity is expected to finish prior to or later than the planned date.
      Finish Variance = Baseline Finish Date - Expected Finish Date