| # Generate Physical Progress Extension from Activity (tpppc1255m000) Use this session to generate progress for the extensions from the available activity progress, for the following sessions: Physical Progress by Extension/Material (tpppc1180s000) Physical Progress by Extension/Labor (tpppc1182s000) Physical Progress by Extension/Equipment (tpppc1184s000) Physical Progress by Extension/Subcontracting (tpppc1186s000) Physical Progress by Extension/Sundry Cost (tpppc1187s000) Using this session, you need not enter the progress in the above sessions. The generated progress is based on the progress from the following sessions: Physical Progress by Activity/Material (tpppc1140s000) Physical Progress by Activity/Labor (tpppc1141s000) Physical Progress by Activity/Equipment (tpppc1142s000) Physical Progress by Activity/Subcontracting (tpppc1143s000) Physical Progress by Activity/Sundry Cost (tpppc1144s000) Progress can only be generated if the selected projects meet the following conditions: The project status is Active. The Register Progress field in the Projects (tppdm6100m000) reads Yes. Depending on the value of the following fields in the session Projects (tppdm6100m000), progress is maintained at the level of cost object codes or cost control codes. Related topics To use progress processing Physical Progress Date The date for which the progress data must be generated. |