| # Possible values Note that if activities must overlap, you can indicate this as relation float. Refer to the fields in this session that relate to this matter. ES (End-Start) The next activity can start when the preceding activity has ended. SS (Start-Start) The next activity and the preceding activity can start simultaneously. EE (End-End) The next activity and the preceding activity must end simultaneously. |